# Compact Status - 17-10-2025

**Focus**: v0.3.0 Task Dependencies post-merge quality improvements and roadmap consolidation

**Key Accomplishments**:
- ✅ Completed 7 critical pre-merge tasks (JSDoc, integration tests, documentation, usage examples)
- ✅ Created 10 GitHub issues (#10-#19) for v0.3.1 performance optimizations
- ✅ Consolidated roadmap with Task Resumption (session continuation) and Task Scheduling (cron) features for v0.4.0
- ✅ v0.3.0 Task Dependencies feature COMPLETE: 975 lines core code, 2,172 lines tests (82% coverage), 572-line docs

**Critical Decisions**:
- **Mark v0.3.0 as COMPLETED**: All quality checks passed, ready for PR and merge
- **Add Task Resumption to v0.4.0 with research gate**: Requires investigating Claude API session capabilities before committing to full implementation (fallback: "retry with context" if not feasible)
- **Reorganize roadmap versions**: v0.4.0=Resumption+Scheduling, v0.5.0=Distributed, v0.6.0=Orchestration, v0.7.0=Monitoring

**Next Priority Actions**:
- [ ] Create PR for `feat/task-dependencies` → `main` with comprehensive description
- [ ] Merge PR and release v0.3.0 to npm
- [ ] Begin v0.3.1 HIGH priority optimizations: #10 (Batch Resolution), #11 (Atomic Transactions), #12 (Input Limits)
- [ ] Research Claude API session continuation for v0.4.0 Task Resumption

**Critical Issues**:
- None - All critical findings from pre-PR review have been addressed

**Key Files Modified**:
- `README.md` (+68 lines) - Added Task Dependencies usage examples and updated roadmap
- `docs/ROADMAP.md` (+351 lines) - Added v0.4.0 features (Resumption, Scheduling), consolidated planning
- `docs/task-dependencies.md` (+143 lines) - Documented failed dependency behavior
- `src/core/dependency-graph.ts` (+8 lines) - Added @param JSDoc to 6 methods
- `src/implementations/dependency-repository.ts` (+154 lines) - Complete JSDoc with examples
- `tests/integration/task-dependencies.test.ts` (+159 lines) - Critical QueueHandler integration test
- `src/cli.ts` (+72 lines) - CLI improvements

**Context Notes**:
This session continued from a context-exhausted conversation. All pre-merge quality improvements for v0.3.0 Task Dependencies are complete. The feature includes DAG-based dependency management with cycle detection, TOCTOU race condition protection, and comprehensive integration tests. User reminded us about Task Resumption and Scheduling features, which were consolidated from planning documents into the roadmap. Branch `feat/task-dependencies` is ready for PR creation and merge to main. Next critical step: Create PR, merge, release v0.3.0, then focus on v0.3.1 performance optimizations (10 GitHub issues created).

**Agent Todo List**: All 7 tasks completed (JSDoc, integration tests, documentation, examples, GitHub issues, roadmap updates).

---
*Quick summary of [full status](./../17-10-2025_1922.md)*
