# M2CLOSE Dispatch Log

## Sprint Overview
- **Sprint tag:** M2CLOSE
- **Goal:** Close out v2/m2 milestone — Windows notification template CLI parity + documentation translation
- **Cards:** 3 (1 sprint meta, 2 work cards)
- **Started:** 2026-03-25

## Phase 0: Sprint Readiness

- All 3 cards already in `todo` with handle CAMERON
- No sprintmaster needed — cards pre-sequenced with step numbers
- Sprint branch: `sprint/M2CLOSE` created from `main` at `56c0acd`

**Execution plan:**
| Step | Card | Description | Parallel? |
|------|------|-------------|-----------|
| 1A | ot0edu (P1) | Windows notifications CLI + Pester tests | Yes |
| 1B | zekqgl (P2) | README_zh.md translation for m2 features | Yes |

## Phase 1: Step 1 (Batch 1A + 1B)

### Executor Dispatch (parallel, worktree isolated)

| Agent | Card | Commit | Files Changed | Duration |
|-------|------|--------|---------------|----------|
| executor-1 (a94156ba) | ot0edu | `5ca8985` | install.ps1 (+229/-6), win-notification-templates.Tests.ps1 (+519 new) | ~25m |
| executor-1 (aae8ff97) | zekqgl | `6943662` | README_zh.md (+162/-3) | ~6m |

**Merge status:**
- ot0edu: fast-forward merge ✓
- zekqgl: 3-way merge (after committing local .gitban/ changes) ✓

**Post-merge tests:**
- Notification templates: 18/20 passed (2 failures: race condition + missing fallback)
- Existing Pester suite: 360/360 passed (no regression)

### Reviewer Dispatch (parallel)

| Agent | Card | Verdict | Duration |
|-------|------|---------|----------|
| reviewer-1 (aebf7d58) | ot0edu | **REJECTION** (2 blockers) | ~4m |
| reviewer-1 (a3271cdc) | zekqgl | **APPROVAL** | ~2m |

**ot0edu blockers:**
- B1: Pester test race condition — `Start-Sleep 500ms` insufficient for async `Start-Process`
- B2: Template resolution inlined instead of extracted as `Resolve-NotificationTemplate` function

### Router Dispatch (parallel)

| Agent | Card | Action |
|-------|------|--------|
| router-1 (a62d541f) | ot0edu | BLOCKERS → executor rework instructions written |
| router-1 (abdb6016) | zekqgl | APPROVAL → close-out instructions written |

### Rework + Close-out (parallel)

| Agent | Card | Action | Result |
|-------|------|--------|--------|
| executor-2 (af611716) | ot0edu | Rework: polling loop + extract function | Commit `7011e78`, 20/20 tests pass |
| closeout-1 (affc9fc6) | zekqgl | Check off checkboxes, complete card | Done ✓ |

**Rework merge:** conflict in install.ps1 + Tests.ps1 (rework rewrote both) — resolved with `--theirs` per protocol.

**Post-rework tests:** 20/20 notification template tests passing.

### Rework Review

| Agent | Card | Verdict | Duration |
|-------|------|---------|----------|
| reviewer-2 (af048c6b) | ot0edu | **APPROVAL** | ~2m |

### Rework Router + Close-out

| Agent | Card | Action |
|-------|------|--------|
| router-2 (adc75243) | ot0edu | APPROVAL → close-out instructions |
| closeout-2 (a417a20d) | ot0edu | Checkboxes checked, card completed ✓ |

## Phase 5: Sprint Close-out

- All 3 cards completed and archived to `sprint-m2close-20260325`
- Sprint branch: `sprint/M2CLOSE`
- PR pending

## Sprint Metrics

| Metric | Value |
|:-------|------:|
| Cards completed | 3 |
| Total agent dispatches | 11 |
| Total tool uses | ~359 |
| Rework cycles | 1 (ot0edu) |
| Backlog cards created | 0 |
