# HOOKBUG Dispatch Log

## Sprint Overview
- **Sprint tag:** HOOKBUG
- **Cards:** 5 total (2 feedback/context, 1 umbrella, 2 implementation)
- **Dispatcher started:** 2026-03-14

## Execution Plan
- Phase 0: vywkg7 (0A), r86qvm (0B) — feedback/context, no executor dispatch
- Phase 0: 5fdxw4 — sprint umbrella, not dispatched
- Phase 1: d5wz2f (step 1) — async audio delegation and MediaPlayer removal
- Phase 2: kydihy (step 2) — atomic state writes on both platforms

## Phase 1: Step 1 (d5wz2f)

### Executor Dispatch
- **Timestamp:** 2026-03-14
- **Card:** d5wz2f (step-1-async-audio-delegation-and-mediaplayer-removal)
- **Agent:** executor, worktree isolated
- **Commit:** 26d3b36 (merged as 57964e9)
- **Worktree:** cleaned up

### Reviewer Dispatch
- **Verdict:** APPROVAL
- **Backlog items:** 3 (grouped into 1 backlog card)

### Router Dispatch
- **Verdict:** APPROVAL
- **Commit:** 4a9ca91
- **Close-out:** completed (commit e647131, card moved to done)
- **Planner:** created backlog card z5xm5k (P2 chore: diagnostic logging for silent audio failures)

### Phase 1 Metrics

| Agent | Tool Uses | Duration |
|:------|----------:|---------:|
| executor-1 | 51 | ~8m |
| reviewer-1 | 24 | ~3m |
| router-1 | 17 | ~2m |
| closeout-1 | 8 | ~1m |
| planner-1 | 11 | ~1m |
| **Phase total** | **111** | **~15m** |

### Post-merge Tests
- Pester: 204 passed, 0 failed

---

## Phase 2: Step 2 (kydihy)

### Executor Dispatch
- **Timestamp:** 2026-03-14
- **Card:** kydihy (step-2-atomic-state-writes-on-both-platforms)
- **Agent:** executor, worktree isolated
- **Commits:** bf77f49, 3ab8f6f (merged as b002a52)
- **Worktree:** cleaned up

### Post-merge Tests
- Pester: 1 failure (stale assertion for old inline state write pattern)
- **Fix:** updated test to match `Write-StateAtomic` (commit 5ed2ca7)
- Pester re-run: 204 passed, 0 failed

### Reviewer Dispatch
- **Verdict:** APPROVAL
- **Backlog items:** 2 (grouped into 1 backlog card)
- **Commit:** 13d4ece

### Router Dispatch
- **Verdict:** APPROVAL
- **Commit:** 36d4068
- **Close-out:** completed, card moved to done
- **Planner:** created backlog card lyq5ta (P2 refactor: DRY up peon.sh state helpers)

### Phase 2 Metrics

| Agent | Tool Uses | Duration |
|:------|----------:|---------:|
| executor-1 | 72 | ~7m |
| reviewer-1 | 31 | ~3m |
| router-1 | 18 | ~2m |
| closeout-1 | 9 | ~1m |
| planner-1 | 10 | ~1m |
| **Phase total** | **140** | **~14m** |

---

## Phase 5: Sprint Close-out

- Feedback cards vywkg7 and r86qvm completed (checkboxes toggled, moved to done)
- Umbrella card 5fdxw4 completed (all 30 checkboxes checked, moved to done)
- All 7 done cards archived to `sprint-hookbug-windows-reliability-20260314`
- Sprint summary generated (enhanced mode)
- 2 backlog cards remain: z5xm5k (diagnostic logging), lyq5ta (DRY state helpers)

## Sprint Metrics

| Metric | Value |
|:-------|------:|
| Cards completed | 5 (+ 2 SMARTPACK cards archived) |
| Implementation cards | 2 |
| Feedback/context cards | 2 |
| Umbrella card | 1 |
| Total agent dispatches | 11 |
| Total tool uses | ~251 |
| Rework cycles | 0 |
| Backlog cards created | 2 |
| Post-merge test fix | 1 (stale Pester assertion) |
