---
artifact: launch-checklist
version: "1.0"
created: 2026-01-14
status: in-progress
context: Mobile app v3.0 major release with new navigation and recurring tasks feature
---

# Launch Checklist: TaskFlow Mobile v3.0

## Launch Overview

| Field | Value |
|-------|-------|
| What | TaskFlow Mobile v3.0 . New navigation + Recurring Tasks |
| Launch Date | March 10, 2026 |
| Launch Type | Major Release |
| Launch Owner | Sarah Chen (Product) |
| Go/No-Go Decision Maker | Marcus Rodriguez (VP Product) |

### Key Stakeholders

| Role | Name | Contact |
|------|------|---------|
| Product | Sarah Chen | sarah@taskflow.io |
| Engineering | David Park | david@taskflow.io |
| Design | Lisa Wang | lisa@taskflow.io |
| Marketing | James Miller | james@taskflow.io |
| Support | Rachel Kim | rachel@taskflow.io |

## Engineering Readiness

| Item | Owner | Due | Status | Notes |
|------|-------|-----|--------|-------|
| [x] Code complete and merged | David Park | Feb 21 | Done | All PRs merged to release branch |
| [x] Code review approved | Tech Lead | Feb 21 | Done | |
| [x] Feature flags configured | David Park | Feb 22 | Done | `recurring_tasks_enabled`, `new_nav_enabled` |
| [x] Database migrations ready | Backend Team | Feb 20 | Done | Tested on staging |
| [ ] API documentation updated | David Park | Feb 28 | In Progress | 80% complete |
| [x] Performance benchmarks pass | Platform Team | Feb 25 | Done | App launch <2s, nav transitions <100ms |

## QA & Testing

| Item | Owner | Due | Status | Notes |
|------|-------|-----|--------|-------|
| [x] Test plan executed | QA Team | Feb 28 | Done | 847 test cases, 99.2% pass |
| [x] Regression tests pass | QA Team | Feb 27 | Done | 12 flaky tests fixed |
| [ ] UAT complete | Sarah Chen | Mar 3 | In Progress | 8/12 stakeholders signed off |
| [x] Cross-browser testing | QA Team | Feb 26 | Done | N/A for mobile |
| [x] Mobile testing | QA Team | Feb 28 | Done | iOS 15-17, Android 11-14 |
| [x] Accessibility testing | QA Team | Feb 27 | Done | VoiceOver, TalkBack verified |
| [x] Load testing complete | Platform Team | Feb 25 | Done | Handles 10x normal load |
| [ ] Security review complete | Security Team | Mar 5 | Pending | Scheduled for Mar 3-5 |

## Design & UX

| Item | Owner | Due | Status | Notes |
|------|-------|-----|--------|-------|
| [x] Final designs approved | Lisa Wang | Feb 15 | Done | |
| [x] Design QA complete | Lisa Wang | Feb 26 | Done | 3 minor spacing issues fixed |
| [x] Asset handoff complete | Lisa Wang | Feb 18 | Done | |
| [x] Copy/content finalized | Content Team | Feb 20 | Done | |
| [x] Error states designed | Lisa Wang | Feb 18 | Done | |
| [x] Empty states designed | Lisa Wang | Feb 18 | Done | |

## Marketing & Communications

| Item | Owner | Due | Status | Notes |
|------|-------|-----|--------|-------|
| [x] Launch announcement drafted | James Miller | Feb 28 | Done | CEO review pending |
| [ ] Blog post/PR ready | James Miller | Mar 5 | In Progress | First draft in review |
| [ ] Social media content | Marketing Team | Mar 7 | Not Started | Waiting for final screenshots |
| [ ] Email campaigns scheduled | Marketing Team | Mar 8 | Not Started | Segments defined |
| [ ] App store listing updated | James Miller | Mar 8 | Not Started | New screenshots needed |
| [ ] Website/landing page updated | Web Team | Mar 8 | In Progress | 60% complete |
| [ ] Screenshots/videos created | Design Team | Mar 5 | In Progress | Video in editing |

## Customer Support

| Item | Owner | Due | Status | Notes |
|------|-------|-----|--------|-------|
| [x] Support documentation updated | Rachel Kim | Feb 28 | Done | 15 new articles |
| [x] FAQ created/updated | Rachel Kim | Feb 27 | Done | Recurring tasks FAQ added |
| [ ] Support team trained | Rachel Kim | Mar 7 | Scheduled | Training session Mar 5 |
| [x] Canned responses prepared | Rachel Kim | Feb 28 | Done | 8 new macros |
| [x] Escalation path defined | Rachel Kim | Feb 25 | Done | Eng on-call for Tier 3 |
| [x] Support staffing confirmed | Rachel Kim | Feb 20 | Done | +2 agents launch week |

## Legal & Compliance

| Item | Owner | Due | Status | Notes |
|------|-------|-----|--------|-------|
| [x] Terms of service reviewed | Legal Team | Feb 15 | Done | No changes needed |
| [x] Privacy policy updated | Legal Team | Feb 15 | Done | Recurring task data handling added |
| [x] GDPR compliance verified | Legal Team | Feb 20 | Done | DPA updated |
| [x] Licensing requirements met | Legal Team | Feb 10 | Done | |
| [x] Accessibility compliance | QA Team | Feb 27 | Done | WCAG 2.1 AA |

## Operations & Infrastructure

| Item | Owner | Due | Status | Notes |
|------|-------|-----|--------|-------|
| [x] Infrastructure scaled | Platform Team | Feb 25 | Done | +50% capacity provisioned |
| [x] CDN configured | Platform Team | Feb 22 | Done | |
| [x] SSL certificates valid | Platform Team | Feb 20 | Done | Expires Dec 2026 |
| [x] Backup systems verified | Platform Team | Feb 24 | Done | Recovery test passed |
| [x] Incident response plan ready | Platform Team | Feb 26 | Done | Runbook updated |
| [ ] On-call rotation confirmed | David Park | Mar 7 | Pending | Scheduling in progress |

## Analytics & Monitoring

| Item | Owner | Due | Status | Notes |
|------|-------|-----|--------|-------|
| [x] Analytics instrumentation | Analytics Team | Feb 25 | Done | 24 new events tracked |
| [x] Dashboards created | Analytics Team | Feb 28 | Done | v3.0 Launch Dashboard |
| [x] Alerts configured | Platform Team | Feb 26 | Done | Error rate, latency, crash rate |
| [x] Success metrics baselined | Sarah Chen | Feb 28 | Done | See PRD for targets |
| [x] Logging in place | Backend Team | Feb 22 | Done | |

## Go/No-Go Criteria

### Must Have (Blockers)

- [x] All P0 bugs resolved
- [x] Security review complete (BLOCKED - scheduled Mar 3-5)
- [x] Performance benchmarks met
- [x] UAT sign-off from 10+ stakeholders (8/12 complete)
- [ ] On-call rotation confirmed for launch week
- [x] Rollback plan tested

### Should Have

- [x] Marketing materials ready
- [ ] App store listing updated with new screenshots
- [x] Support team training complete

### Nice to Have

- [ ] Launch blog post published same day
- [ ] Social media campaign live at launch

## Rollback Plan

### Trigger Conditions

- Crash rate >2% (baseline: 0.3%)
- Error rate >5% on any critical API
- Major functionality broken (login, task creation, sync)
- Security vulnerability discovered

### Rollback Steps

1. Disable feature flags (`recurring_tasks_enabled`, `new_nav_enabled`)
2. If flag disable insufficient: Push App Store emergency update reverting to v2.9
3. Communicate to users via in-app banner and email
4. Post incident channel update (#launch-v3-war-room)

### Rollback Owner

David Park . david@taskflow.io . +1-555-0123

### Rollback Time Estimate

- Feature flag disable: <5 minutes
- App store rollback: 24-48 hours (Apple review)

## Check-in Schedule

| Checkpoint | Date | Attendees |
|------------|------|-----------|
| T-7 days review | Mar 3, 10am PT | All stakeholders |
| T-2 days go/no-go | Mar 8, 2pm PT | Sarah, David, Marcus, Rachel |
| Launch day sync | Mar 10, 8am PT | Core team |
| T+1 day review | Mar 11, 10am PT | All stakeholders |

## Open Issues

| Issue | Owner | Status | Impact |
|-------|-------|--------|--------|
| Security review not yet started | Security Team | Scheduled Mar 3 | BLOCKER - must complete before launch |
| 4 UAT stakeholders haven't responded | Sarah Chen | Following up | Risk - need sign-offs by Mar 5 |
| Android 14 notification permission edge case | David Park | Investigating | Low - affects <1% users |
| Marketing screenshots delayed | Design Team | In Progress | Risk - app store update may slip |
