# Sprint Planning Worksheet — Sprint [n], [dates]

## 1. Capacity (fill honestly — see references/capacity-honesty.md)
| Line | Value |
|---|---|
| Median velocity (last 3-6 sprints) | |
| − Carry-over re-entering (remaining size) | |
| − Leave/holiday adjustments | |
| − On-call allocation ([name] at [0/50]%) | |
| − Unplanned-work tax (last-3-sprint average: __%) | |
| **= Corrected capacity × 0.8 = commitment budget** | |

## 2. Sprint goal
> One outcome, scoreable pass/fail at sprint end. Not a list of tickets.

**Goal:** …
**Pass looks like:** …

## 3. The commitment
| Story | Points | Serves the goal? | Acceptance criteria exist? | Owner |
|---|---|---|---|---|
| | | ✅ / ⚠️ stretch | ✅ / 🔴 blocker | |

**Total: __ / budget __** *(over budget → cut now, in the room, not silently mid-sprint)*

## 4. Risks named in the room
- [dependency / person / unknown] → [what we'll do if it bites]

## 5. Explicitly NOT this sprint
- [the thing stakeholders will ask about — named so "no" was said once, out loud]
