# CodeFRAME Sprint Planning

**Current Sprint**: [Sprint 9: MVP Completion](#sprint-9-mvp-completion--next) 📋 Next
**Project Status**: Sprint 9.5 Complete ✅ - Ready for Sprint 9 MVP Completion

---

## Sprint Overview

| Sprint | Name | Status | Duration | Key Deliverables | Issues |
|--------|------|--------|----------|------------------|--------|
| 0 | Foundation | ✅ Complete | Setup | Repo, spec, architecture docs | cf-1 to cf-4 |
| 1 | Hello CodeFRAME | ✅ Complete | Week 1 | Dashboard, Lead Agent, Database | cf-5 to cf-13 |
| 2 | Socratic Discovery | ✅ Complete | Week 2 | Chat interface, PRD generation, Task decomposition | cf-14 to cf-29 |
| 3 | Single Agent Execution | ✅ Complete | Week 3 | Backend Worker Agent, Self-correction, Git integration | cf-41 to cf-46 |
| 4 | Multi-Agent Coordination | ✅ Complete | Week 4 | Parallel execution, Dependency resolution, Agent pool | Phase 1-4 |
| 4.5 | Project Schema Refactoring | ✅ Complete | Interim | Schema normalization, TypeScript types | cf-f03 to cf-73z |
| 5 | Async Worker Agents | ✅ Complete | Week 5 | Async/await migration, AsyncAnthropic, Performance boost | cf-48 |
| 6 | Human in the Loop | ✅ Complete | Week 6 | Blocker creation, Resolution UI, Agent resume | PR #18 |
| 7 | Context Management | ✅ Complete | Week 7 | Flash memory, Tier assignment, Context pruning | PR #19 |
| 8 | AI Quality Enforcement | ✅ Complete | Week 8 | Dual-layer architecture, multi-language enforcement, quality tracking | PR #20 |
| 9.5 | Critical UX Fixes | ✅ Complete | 2 days | Server command, Project creation, Discovery UI, Context visibility, Session lifecycle | PRs #23-#28 |
| 9 | MVP Completion | ✅ Complete | Week 9 | Review Agent, Auto-commit, Linting, Desktop notifications, Index fix | Planned |
| 10 | E2E Testing Framework | 📋 Planned | Week 10 | Playwright setup, user workflow tests, CI integration 
| 10 | Final Polish | 📋 Combined | Week 10 | Documentation, Performance tuning, Production readiness |
| ∞ | Agent Maturity | 🔮 Future | TBD | Maturity levels, Promotion logic, Checkpoints | Future |

---

## Quick Links

### Active Development
- 📍 [Current Sprint 10: E2E Testing Framework & Polish](#sprint-10-e2e-testing.md)
- 🔍 [Beads Issue Tracker](.beads/) - Run `bd list` for current tasks
- 📚 [Documentation Guide](AGENTS.md) - How to navigate project docs

### Completed Work
- [Sprint 9: MVP Completion](#sprint-9-mvp-completion.md)
- [Sprint 9.5: Critical UX Fixes](sprints/sprint-09.5-critical-ux-fixes.md) - Latest completed sprint ✅
- [Sprint 8: AI Quality Enforcement](sprints/sprint-08-quality-enforcement.md)
- [Sprint 7: Context Management](sprints/sprint-07-context-mgmt.md)
- [Sprint 6: Human in the Loop](sprints/sprint-06-human-loop.md)
- [Sprint 5: Async Workers](sprints/sprint-05-async-workers.md)
- [Sprint 4: Multi-Agent Coordination](sprints/sprint-04-multi-agent.md)
- [Sprint 3: Single Agent Execution](sprints/sprint-03-single-agent.md)
- [Sprint 2: Socratic Discovery](sprints/sprint-02-socratic-discovery.md)
- [Sprint 1: Hello CodeFRAME](sprints/sprint-01-hello-codeframe.md)
- [Sprint 0: Foundation](sprints/sprint-00-foundation.md)

### Planning & Architecture
- [Future Roadmap](#future-sprints) - Sprints 9-11 overview
- [Product Requirements](PRD.md) - Single source of requirements, workflows, and E2E scenarios
- [Architecture Spec](CODEFRAME_SPEC.md) - Overall system design (9 corrections pending)
- [Feature Specifications](specs/) - Detailed feature implementation guides
- [Spec Audit 2025-11-15](docs/spec-audit-2025-11-15.md) - Implementation vs design analysis

### Development Standards
- [Agent Documentation Guide](AGENTS.md) - How to navigate docs
- [Project Guidelines](CLAUDE.md) - Coding standards and conventions
- [Testing Standards](TESTING.md) - Test requirements and procedures
- [Contributing Guide](CONTRIBUTING.md) - How to contribute

---

## Completed Sprints

### Sprint 9.5: Critical UX Fixes ✅ (Latest - Nov 20, 2025)

**Goal**: Fix critical UX blockers preventing new user onboarding and core workflow completion

**Delivered**:
- ✅ **Server Start Command**: `codeframe serve` with port validation and auto-browser opening
- ✅ **Project Creation Flow**: Root route (`/`) with project creation form
- ✅ **Discovery Answer Input**: Inline question answering in DiscoveryProgress component
- ✅ **Context Panel Integration**: Tabbed Dashboard interface with Context visibility
- ✅ **Session Lifecycle Management**: Auto-save/restore work context across CLI restarts

**Key Metrics**:
- Tests: **108 new tests (100% passing)** + 450+ existing tests = 558+ total
- Coverage: **93.75% average** (exceeds 85% requirement)
- Files changed: 61 files, 7,000+ insertions
- Sprint duration: 2 days (Nov 19-20, 2025)
- Velocity: 5 features in 2 days = 2.5 features/day

**Impact**:
- **Before**: Backend maturity 8/10, Frontend maturity 5/10 (3-point gap)
- **After**: Backend maturity 8/10, Frontend maturity 8/10 (0-point gap) ✅
- **Outcome**: New users can complete full workflow from `codeframe serve` → project creation → discovery → execution → session resume

**Links**:
- [Full Sprint Details](sprints/sprint-09.5-critical-ux-fixes.md)
- [Session Lifecycle Spec](specs/014-session-lifecycle/)
- Pull Requests: [#23](https://github.com/frankbria/codeframe/pull/23), [#24](https://github.com/frankbria/codeframe/pull/24), [#25](https://github.com/frankbria/codeframe/pull/25), [#26](https://github.com/frankbria/codeframe/pull/26), [#28](https://github.com/frankbria/codeframe/pull/28)

**Commits**: Multiple commits across 5 PRs, merged Nov 19-20, 2025

---

### Sprint 8: AI Quality Enforcement ✅ (Nov 2025)

**Goal**: Prevent AI agent failure modes through systematic enforcement with language-agnostic quality controls and secure subprocess execution

**Delivered**:
- ✅ **Layer 1** (Python-specific tools for codeframe development):
  - `.claude/rules.md` with comprehensive TDD requirements
  - `.pre-commit-config.yaml` with Black, Ruff, pytest, coverage, skip detection hooks
  - `scripts/verify-ai-claims.sh` verification script (85% coverage threshold)
  - `scripts/detect-skip-abuse.py` AST-based skip detector detection
  - `scripts/quality-ratchet.py` quality degradation tracking with Typer + Rich
  - `tests/test_template.py` with 36 comprehensive test examples
- ✅ **Layer 2** (Language-agnostic enforcement for agents working on ANY project):
  - `LanguageDetector` - Auto-detects 9+ programming languages
  - `AdaptiveTestRunner` - Runs tests for any language, parses 6+ framework outputs
  - `SkipPatternDetector` - Detects skip patterns across 9+ languages
  - `QualityTracker` - Generic quality metrics tracking
  - `EvidenceVerifier` - Validates agent claims with proof
- ✅ **Security Enhancements**:
  - Command injection prevention with SAFE_COMMANDS allowlist
  - Secure subprocess execution using shlex.split()
  - Shell operator detection and warnings
  - Deployment mode configuration (SAAS_SANDBOXED, SAAS_UNSANDBOXED, SELFHOSTED, DEVELOPMENT)
  - Security policy enforcement levels (STRICT, WARN, DISABLED)
  - `codeframe/config/security.py` - Environment-based security configuration
  - `docs/DEPLOYMENT.md` - 400+ line security architecture guide
  - `SECURITY.md` - Security best practices and vulnerability reporting
- ✅ Comprehensive documentation (`docs/ENFORCEMENT_ARCHITECTURE.md`)

**Key Metrics**:
- Tests: **151/151 enforcement tests passing (100%)** + 300+ existing tests = 450+ total
- Coverage: **87%+ maintained** by quality ratchet
- Files changed: 26 files, 6,043 insertions, 54 deletions
- Languages supported: Python, JavaScript, TypeScript, Go, Rust, Java, Ruby, C#, PHP, Swift
- Frameworks supported: pytest, Jest, Vitest, go test, cargo, Maven, Gradle, RSpec, NUnit, PHPUnit
- Security: Zero command injection vulnerabilities, defense-in-depth architecture

**Architecture Pivot**:
- **Original Plan**: Python-only enforcement
- **User Feedback**: System must work for agents on ANY language project + secure subprocess execution
- **Solution**: Dual-layer architecture + security controls:
  - Layer 1 keeps codeframe development Python-specific
  - Layer 2 provides language-agnostic enforcement for agent workflows
  - Security layer provides defense-in-depth for SaaS deployments

**Security Architecture**:
- **PRIMARY Control** (SaaS): Container isolation with seccomp, AppArmor, resource limits
- **SECONDARY Control** (Defense in depth): Application-level command validation
- **Self-hosted**: User responsibility ("buyer beware")
- **Development**: Minimal controls, warnings only

**Links**:
- [Full Sprint Details](sprints/sprint-08-quality-enforcement.md)
- [Architecture Guide](docs/ENFORCEMENT_ARCHITECTURE.md)
- [Security Architecture](docs/DEPLOYMENT.md)
- [Feature Spec](specs/008-ai-quality-enforcement/)
- [Pull Request #20](https://github.com/frankbria/codeframe/pull/20) - Merged to main

**Commits**: 459cc71, 7dbe2d6, 52a24a9, 8bc12ae, 42bb9fb (merged via dac63ae)

---

### Sprint 7: Context Management ✅

**Goal**: Flash memory system for efficient context management with tiered importance scoring

**Delivered**:
- ✅ Context item storage with importance scoring
- ✅ Tiered memory system (HOT/WARM/COLD)
- ✅ Flash save mechanism for context pruning
- ✅ Hybrid exponential decay algorithm
- ✅ Multi-agent context support (project_id + agent_id)
- ✅ Token counting with tiktoken
- ✅ Dashboard context viewer components
- ✅ 31 comprehensive tests (100% passing)

**Key Metrics**:
- Tests: 31 passing (25 backend + 6 frontend)
- Token Reduction: 30-50% after flash save
- Context Tiers: HOT (≥0.8), WARM (0.4-0.8), COLD (<0.4)
- Multi-project: Full support for multiple agents per project

**Links**:
- [Full Sprint Details](sprints/sprint-07-context-mgmt.md)
- [Feature Spec](specs/007-context-management/spec.md)
- [Pull Request #19](https://github.com/frankbria/codeframe/pull/19)

**Commits**: b14c4bd, e92d6f6, 3e29ba2, 7ed9276, cd1a26a

---

### Sprint 6: Human in the Loop ✅

**Goal**: Enable agents to ask for help when blocked and resume work after receiving answers

**Delivered**:
- ✅ Blocker creation in all worker agents (Backend, Frontend, Test)
- ✅ Database schema with project_id support (migration 003)
- ✅ Blocker API endpoints (list, get, resolve)
- ✅ Dashboard UI components (BlockerPanel, BlockerModal, BlockerBadge)
- ✅ WebSocket real-time notifications
- ✅ SYNC vs ASYNC blocker handling
- ✅ Webhook notifications for critical blockers
- ✅ Blocker expiration cron job (24h timeout)
- ✅ 34+ test files with 100+ comprehensive tests

**Key Metrics**:
- Tests: All passing (100%)
- Coverage: Complete blocker lifecycle coverage
- Components: 3 new React components + 3 agent methods
- API: 5 new endpoints

**Links**:
- [Full Sprint Details](sprints/sprint-06-human-loop.md)
- [Feature Spec](specs/049-human-in-loop/spec.md)
- [Pull Request #18](https://github.com/frankbria/codeframe/pull/18)

**Commits**: 586df44 (merge), a038924, d482547, 25e8da6, 72f5684

---

### Sprint 5: Async Worker Agents ✅

**Goal**: Convert worker agents to async/await pattern for true concurrent execution

**Delivered**:
- ✅ Async migration of all 3 worker agents (Backend, Frontend, Test)
- ✅ AsyncAnthropic client integration
- ✅ Removed threading overhead from LeadAgent
- ✅ 30-50% performance improvement
- ✅ 93/93 tests passing after migration

**Key Metrics**:
- Tests: 93 passing (100%)
- Performance: 30-50% faster concurrent execution
- Breaking changes: Python 3.11+ required

**Links**:
- [Full Sprint Details](sprints/sprint-05-async-workers.md)
- [Feature Spec](specs/048-async-worker-agents/spec.md)
- [Beads Issue](https://github.com) - cf-48
- [Pull Request #11](https://github.com/frankbria/codeframe/pull/11)

**Commits**: 9ff2540, 324e555, b4b61bf, debcf57

---

### Sprint 4.5: Project Schema Refactoring ✅

**Goal**: Normalize database schema and improve type safety

**Delivered**:
- ✅ Schema normalization (projects, tasks, agents tables)
- ✅ TypeScript type definitions
- ✅ Migration scripts with zero data loss
- ✅ 21 tests covering all schema changes

**Links**: [Sprint Details](sprints/sprint-04.5-project-schema.md) | Spec: specs/005-project-schema-refactoring/

**Commits**: 78f6a0b, c2e8a3f, 80384f1, 5a208c8, 7e7727d, 1131fc5

---

### Sprint 4: Multi-Agent Coordination ✅

**Goal**: Multiple agents work in parallel with dependency resolution

**Delivered**:
- ✅ 3 agent types working (Backend, Frontend, Test)
- ✅ Parallel execution with AgentPoolManager
- ✅ Task dependency resolution (DAG-based)
- ✅ Dashboard shows all agents in real-time
- ✅ 118 tests passing (98% pass rate)

**Links**: [Sprint Details](sprints/sprint-04-multi-agent.md) | Spec: specs/004-multi-agent-coordination/

**Commits**: cc8b46e, ce2bfdb, 8b7d692, b7e868b

---

### Sprint 3: Single Agent Execution ✅

**Goal**: Backend worker agent with LLM-powered code generation and self-correction

**Delivered**:
- ✅ Backend Worker Agent with Anthropic integration
- ✅ Test runner with pytest execution
- ✅ Self-correction loop (max 3 attempts)
- ✅ Git auto-commit functionality
- ✅ Real-time WebSocket updates
- ✅ 37 tests + integration tests

**Links**: [Sprint Details](sprints/sprint-03-single-agent.md)

**Commits**: e18f6d6, 3b7081b, ddb495f, 6b9a41f, c91aacb, ef0105e

---

### Sprint 2: Socratic Discovery ✅

**Goal**: Interactive discovery flow with PRD generation and task decomposition

**Delivered**:
- ✅ Chat interface (frontend + backend)
- ✅ Socratic discovery flow (20+ questions)
- ✅ PRD generation from discovery answers
- ✅ Hierarchical task decomposition
- ✅ Project phase tracking
- ✅ Progress indicators
- ✅ 169 backend tests + 54 frontend tests

**Links**: [Sprint Details](sprints/sprint-02-socratic-discovery.md)

**Commits**: 2005c0e, 5e820e2, 3fc2dfc, 466163e, d3bb996, 8004d58, 462cca2

---

### Sprint 1: Hello CodeFRAME ✅

**Goal**: Working dashboard with Lead Agent and real-time status

**Delivered**:
- ✅ FastAPI backend with status server
- ✅ React dashboard with real-time updates
- ✅ MongoDB database with projects/tasks/agents
- ✅ Lead Agent with Anthropic SDK integration
- ✅ WebSocket real-time communication
- ✅ 111 tests passing (92% coverage)

**Links**: [Sprint Details](sprints/sprint-01-hello-codeframe.md)

**Commits**: 4166f2d, e849320, and 10+ others

---

### Sprint 0: Foundation ✅

**Goal**: Project setup and architectural foundation

**Delivered**:
- ✅ Git repository initialized
- ✅ GitHub README with architecture diagrams
- ✅ CODEFRAME_SPEC.md comprehensive specification
- ✅ CI/CD foundations

**Links**: [Sprint Details](sprints/sprint-00-foundation.md)

**Commits**: Initial commits cf-1 to cf-4

---

## Future Sprints

### Sprint 9: MVP Completion 📋 (Next)

**Goal**: Complete critical MVP features before comprehensive E2E testing

**Planned Features**:
- **Review Agent**: Code quality checks and security scanning
- **Auto-Commit Integration**: Automatic git commits after task completion
- **Linting Integration**: ruff (Python) and eslint (TypeScript) quality gates
- **Desktop Notifications**: Native notifications for SYNC blockers
- **Composite Index Fix**: Performance optimization for context queries

**Success Criteria**:
- Review Agent integrated into workflow step 11
- Every completed task creates a git commit
- Linting runs as quality gate before task completion
- Desktop notifications work on macOS/Linux/Windows
- Context query performance improves by 50%+
- All features have ≥85% test coverage

**Status**: Planned

**Estimated Effort**: 5.5-7.5 days

**Links**: [Sprint Plan](sprints/sprint-09-mvp-completion.md)

---

### Sprint 10: E2E Testing Framework 📋

**Goal**: Comprehensive end-to-end testing with Playwright

**Planned Features**:
- Playwright setup and configuration
- User workflow tests:
  - New project creation flow
  - Socratic discovery conversation
  - Agent task execution with review
  - Blocker creation and resolution
  - Context management operations
  - Auto-commit and linting workflow
- CI/CD integration
- Visual regression testing
- Performance benchmarking
- Test reporting and artifacts

**Success Criteria**:
- All critical user workflows covered
- Tests run in CI on every PR
- < 5 minutes total E2E test time
- Clear failure reporting with screenshots

**Status**: Planned

**Estimated Effort**: 12-16 hours

---

### Sprint 11: Final Polish 📋

**Goal**: Production readiness with comprehensive quality checks

**Planned Features**:
- Documentation completeness audit
- Cost tracking and optimization
- Performance tuning and benchmarking
- Security audit
- User experience polish
- Production deployment guide
- Final bug fixes and edge cases

**Status**: Planned

**Links**: [Sprint Plan](sprints/sprint-11-final-polish.md)

---

## Future Releases

### Agent Maturity System 🔮

**Goal**: Agent promotion system based on performance

**Planned Features**:
- Maturity level tracking (junior → senior → principal)
- Promotion/demotion logic based on success metrics
- Checkpoint system for context recovery
- Performance-based task assignment
- Learning from past mistakes
- Skill specialization tracking

**Status**: Future Release - Data model exists

**Priority**: Low - Core functionality complete, this is enhancement

**Links**: [Sprint Plan](sprints/sprint-future-agent-maturity.md)

---

## Sprint Execution Guidelines

### Definition of Done

Every sprint must meet these criteria:

#### Functional Requirements
- [ ] All P0 features implemented and working
- [ ] User story demonstrated successfully
- [ ] No regressions in existing features
- [ ] All beads issues for sprint closed

#### Testing Requirements
- [ ] Unit tests for all new code (≥ 85% coverage)
- [ ] Integration tests for cross-component features
- [ ] All tests passing (100%)
- [ ] Manual testing checklist completed

#### Code Quality
- [ ] Code reviewed (manual or AI-assisted)
- [ ] No TODOs or FIXMEs in production code
- [ ] Documentation updated (README, CLAUDE.md)
- [ ] Git commits follow conventional commit format

#### Integration
- [ ] Backend and frontend integrated (if applicable)
- [ ] WebSocket events working (if applicable)
- [ ] Database migrations applied successfully
- [ ] No breaking changes (or documented if unavoidable)

#### Documentation
- [ ] Sprint file created in `sprints/`
- [ ] Feature spec updated (if in `specs/`)
- [ ] CHANGELOG.md updated with user-facing changes
- [ ] Architecture docs updated if design changed

---

### Testing Standards

#### Unit Testing
- **Coverage Target**: ≥ 85% line coverage
- **Frameworks**: pytest (backend), Jest (frontend)
- **Requirements**:
  - Test happy path and edge cases
  - Test error handling
  - Mock external dependencies (Anthropic API, database)
  - Fast execution (< 5 seconds for unit tests)

#### Integration Testing
- **Scope**: Cross-component interactions
- **Requirements**:
  - Test WebSocket communication
  - Test database persistence
  - Test agent coordination
  - Use test database (not production)

#### Manual Testing
- **When**: Before marking sprint complete
- **Checklist**: See sprint-specific testing checklists
- **Deliverable**: Screen recording or detailed test log

---

### Git Workflow

#### Branching Strategy
- `main` branch is production-ready
- Feature branches: `NNN-feature-name` (e.g., `048-async-worker-agents`)
- Sprint branches: `sprint-N` (optional for multi-feature sprints)

#### Commit Messages
Follow conventional commits format:
```
feat(cf-XX): Add feature description
fix(cf-XX): Fix bug description
test(cf-XX): Add tests for feature
docs(cf-XX): Update documentation
refactor(cf-XX): Refactor code
```

#### Pull Requests
- Title: Match sprint or feature name
- Description: Link to beads issue, spec, and testing evidence
- Requires: All tests passing, code reviewed
- Merge: Squash or merge commit (keep history clean)

---

### Sprint Retrospective

At the end of each sprint, document:

1. **What went well**: Successes and wins
2. **What could improve**: Challenges and bottlenecks
3. **Action items**: Concrete improvements for next sprint
4. **Metrics**: Tests, coverage, performance, velocity

Add retrospective to sprint file in `sprints/sprint-NN-name.md`

---

## Project Metrics

### Cumulative Progress
- **Sprints Completed**: 9 of 12 (75%) - Sprints 0-8, 9.5 complete
- **Features Delivered**: 55+ major features
- **Tests Written**: 558+ tests (151 enforcement + 300+ core + 108 UX fixes)
- **Code Coverage**: 93%+ average (enforced by quality ratchet)
- **Commits**: 160+ commits
- **Team Velocity**: ~6-8 features per sprint (9.5 delivered 5 in 2 days!)
- **Pull Requests**: 28+ merged PRs

### Quality Metrics
- **Test Pass Rate**: 100% (quality enforcement prevents regressions)
- **Regression Rate**: 0% (quality ratchet blocks coverage reduction)
- **Bug Density**: Very low (dual-layer quality enforcement)
- **Code Review Coverage**: 100% (all PRs reviewed)
- **Security**: Zero command injection vulnerabilities, defense-in-depth architecture

### Performance Metrics
- **Dashboard Load Time**: < 2 seconds
- **WebSocket Latency**: < 100ms
- **Task Assignment**: < 200ms
- **Concurrent Agents**: Up to 10 without degradation

---

## Documentation Structure

For detailed navigation guidance, see [AGENTS.md](AGENTS.md).

### Quick Reference

| I need to... | Read this |
|--------------|-----------|
| Know current sprint status | This file (SPRINTS.md) |
| Understand a specific sprint | `sprints/sprint-NN-name.md` |
| Implement a feature | `specs/{feature}/plan.md` |
| See granular tasks | `specs/{feature}/tasks.md` |
| Check architecture | `CODEFRAME_SPEC.md` |
| Learn coding standards | `CLAUDE.md` |
| Navigate documentation | `AGENTS.md` |

---

## Change Log

### 2025-11-20
- **Sprint 9.5 Complete** ✅ - Critical UX Fixes sprint finished
  - All 5 features delivered: Server command, Project creation, Discovery UI, Context visibility, Session lifecycle
  - 108 new tests written (100% passing)
  - Backend-frontend maturity gap closed (from 3 points to 0)
  - PRs merged: #23, #24, #25, #26, #28
  - Updated cumulative progress: 9 of 12 sprints (75%)
  - Updated test metrics: 558+ total tests
  - Added Sprint 9.5 entry to sprint overview table
  - Created comprehensive sprint summary in `sprints/sprint-09.5-critical-ux-fixes.md`
- **Session Lifecycle Feature** (014-session-lifecycle):
  - SessionManager class with file-based persistence
  - Lead Agent on_session_start() and on_session_end() hooks
  - CLI clear-session command
  - SessionStatus React component
  - GET `/api/projects/:id/session` endpoint
  - 54 comprehensive tests (100% passing)
  - 93.75% coverage on session_manager.py
  - Full documentation in CLAUDE.md

### 2025-11-15 (PM)
- **Sprint Planning Update**: Restructured sprint roadmap based on spec audit
  - Created Sprint 9: MVP Completion (5 critical features)
  - Moved E2E Testing to Sprint 10 (was Sprint 9)
  - Moved Final Polish to Sprint 11 (was Sprint 10)
  - Updated cumulative progress: 8 of 12 sprints (67%)
- **Sprint 9 Features**:
  - Review Agent implementation
  - Auto-commit integration
  - Linting enforcement (ruff, eslint)
  - Desktop notifications
  - Composite index performance fix
- **Documentation**: Created comprehensive sprint plan in `sprints/sprint-09-mvp-completion.md`

### 2025-11-15 (AM)
- Updated Sprint 8 status to Complete (merged PR #20)
- Added security enhancements to Sprint 8 deliverables:
  - Command injection prevention
  - Deployment mode configuration
  - Security architecture documentation
- Updated test metrics: 450+ total tests (151 enforcement + 300+ core)
- Added security metrics to quality tracking

### 2025-11-08
- Created SPRINTS.md as main sprint index
- Migrated sprint details to individual files in `sprints/`
- Added AGENTS.md for documentation navigation
- Archived AGILE_SPRINTS.md to `docs/archive/`

### Previous
- See individual sprint files for sprint-specific changes
- See CHANGELOG.md for user-facing changes
- See git history for detailed code changes

---

**For detailed sprint information**, see individual sprint files in the `sprints/` directory.

**For feature implementation details**, see the `specs/` directory.

**For documentation navigation help**, see [AGENTS.md](AGENTS.md).
