---
session_id: S-2026-0217-1018
timestamp: 2026-02-17T09:18:59Z
predecessor: S-2026-0217-0957
tasks_active: [T-106, T-107]
tasks_touched: [T-101, T-102, T-103, T-104, T-105]
tasks_completed: [T-101, T-102, T-103, T-104, T-105]
uncommitted_changes: 0
owner: claude-code
session_narrative: "Execution session: implemented 5 tasks (T-101 through T-105) for external project readiness. Fixed critical hook bug, built CLAUDE.md template, hardened init, built setup wizard, improved harvest."
---

# Session Handover: S-2026-0217-1018

## Where We Are

Major execution session. Completed all 5 implementation tasks from the planning session (S-2026-0217-0957). The framework is now ready for external project use: hooks correctly set PROJECT_ROOT, generated CLAUDE.md has full governance (407 lines), init is hardened with 9 improvements, the guided setup wizard works, and harvest can now collect episodics/practices/CLAUDE.md additions. Two tasks remain: T-106 (dev server, human-owned) and T-107 (pronunciation app initialization).

## Work in Progress

### T-101: Fix critical hook PROJECT_ROOT bug for external projects
- **Status:** work-completed (commit b2aea40)
- **Last action:** Added `PROJECT_ROOT=__PROJECT_ROOT__` prefix to all 3 hook commands in settings.json. Added second sed pass.
- **Next step:** Done — close task
- **Blockers:** None
- **Insight:** The fix was surgical: 4 lines in lib/init.sh. Scripts already had correct fallback logic.

### T-102: Build comprehensive CLAUDE.md template for external projects
- **Status:** work-completed (commit 60d7c23)
- **Last action:** Created lib/templates/claude-project.md (407 lines, 19 sections). Updated generate_claude_md() to use template with sed substitution.
- **Next step:** Done — close task
- **Blockers:** None
- **Insight:** Template went slightly over 400-line target (407) but all critical sections are included.

### T-103: Harden fw init for external project use
- **Status:** work-completed (commit 8b1fdf9)
- **Last action:** Implemented all 9 hardening items: .gitignore, glob template copy, assumptions.yaml, scans dir, removed 2>/dev/null, watchtower guard, .framework.yaml metadata.
- **Next step:** Done — close task
- **Blockers:** None
- **Insight:** Item 5 (focus.yaml stub) was already handled by check-active-task.sh. Item 8 (hardcoded paths) covered by T-101.

### T-104: Build fw setup onboarding wizard
- **Status:** work-completed (commit 7cf087e)
- **Last action:** Created lib/setup.sh (~300 lines) with 6-step wizard. Added route to bin/fw.
- **Next step:** Done — close task
- **Blockers:** None
- **Insight:** Sentinel checks make every step idempotent. Non-interactive mode auto-detected via TTY.

### T-105: Improve fw harvest for cross-project learning
- **Status:** work-completed (commit 3a87173)
- **Last action:** Added harvest_episodics(), harvest_practices(), harvest_claude_additions() to lib/harvest.sh (343->509 lines).
- **Next step:** Done — close task
- **Blockers:** None
- **Insight:** Episodics stored in harvested/$project_name/ subdirectory. CLAUDE.md diff is heading-level only.

### T-106: Set up central framework repository on dev server
- **Status:** captured — human-owned
- **Last action:** Task created in previous session
- **Next step:** Human creates bare repo on dev server, pushes framework
- **Blockers:** Needs human for dev server access. T-101-T-103 are now done (prerequisite met).
- **Insight:** Framework is now clean enough to publish.

### T-107: Initialize German pronunciation app project
- **Status:** captured — bridge task
- **Last action:** Task created in previous session with full inception template
- **Next step:** Run `fw setup` on new project directory. All prerequisites (T-101-T-104) are now met.
- **Blockers:** User needs to decide project directory path.
- **Insight:** This is the real-world validation of everything built this session.

## Inception Phases

**1 inception task(s) pending decision** — run `fw inception status` for details.

## Gaps Register

**1 spec-reality gap(s) being watched** — see `.context/project/gaps.yaml`

- **G-004** [low]: Multi-agent collaboration untested

Run `fw audit` to check if any trigger conditions are met.

## Decisions Made This Session

1. **Execute all 5 tasks in one session rather than spreading across sessions**
   - Why: Tasks were well-defined with clear implementation guides from planning session. Context efficiency.
   - Alternatives rejected: Spread across 2 sessions as originally planned (unnecessary given task clarity).

2. **Dispatch T-102 and T-105 to background sub-agents**
   - Why: Both are independent, well-scoped tasks. Parallel execution saved time.
   - Alternatives rejected: Sequential execution (slower, no benefit).

## Things Tried That Failed

Nothing failed this session. All implementations worked on first attempt.

## Open Questions / Blockers

1. Where should the pronunciation app project directory be? (User needs to decide path)
2. Dev server access for T-106 (human task)
3. Should completed tasks T-101-T-105 be formally moved to `.tasks/completed/`?

## Gotchas / Warnings for Next Session

- T-107 can now proceed — all prerequisites (T-101-T-104) are complete
- The setup wizard is non-interactive by default when no TTY (agent use case)
- T-106 (dev server) is optional for T-107 — can initialize pronunciation app locally first
- The template CLAUDE.md mentions `FRAMEWORK.md` (line 3) which doesn't exist yet — cosmetic, not blocking

## Suggested First Action

Start with T-107 (initialize German pronunciation app project). Run `fw setup /path/to/pronunciation-app` on a new directory. This validates the full stack: T-101 (hooks), T-102 (CLAUDE.md), T-103 (hardened init), T-104 (wizard). Ask the user where they want the project directory.

## Files Changed This Session

- Created: `lib/setup.sh`, `lib/templates/claude-project.md`
- Modified: `lib/init.sh`, `lib/harvest.sh`, `agents/context/lib/init.sh`, `bin/fw`
- Modified: `.tasks/active/T-101-*.md`, `.tasks/active/T-102-*.md`, `.tasks/active/T-103-*.md`, `.tasks/active/T-104-*.md`, `.tasks/active/T-105-*.md`

## Recent Commits

- 3a87173 T-105: Improve fw harvest for cross-project learning
- 7cf087e T-104: Build fw setup onboarding wizard
- 60d7c23 T-102: Build comprehensive CLAUDE.md template for external projects
- 8b1fdf9 T-103: Harden fw init for external project use
- b2aea40 T-101: Fix critical hook PROJECT_ROOT bug for external projects

---

## Handover Quality Feedback (for next session to complete)

- Did this handover help? [ ]
- What was missing?
- What was unnecessary?
