---
session_id: S-2026-0304-2343
timestamp: 2026-03-04T22:43:10Z
predecessor: S-2026-0304-2304
tasks_active: [T-285, T-286, T-289, T-294, T-295, T-300, T-303, T-304, T-305, T-306, T-307, T-316]
tasks_touched: [T-305, T-306, T-294, T-303, T-304, T-316, T-300, T-286, T-295, T-307, T-308, T-317, T-299, T-296, T-320, T-293, T-315, T-310, T-319, T-297, T-309, T-321, T-302, T-311, T-318, T-298, T-313, T-301, T-314, T-312]
tasks_completed: []
uncommitted_changes: 13
owner: claude-code
session_narrative: ""
---

# Session Handover: S-2026-0304-2343

## Where We Are

Session completed 4 agent-owned backlog tasks: T-312 (jargon glossary), T-308 (/new-project skill), T-311 (install script), T-321 (fabric registration). All remaining 12 active tasks are human-owned — 6 awaiting human review, 4 in-progress inceptions, 2 captured inceptions. No agent-actionable work remains without human input.

## Work in Progress

<!-- horizon: now -->

### T-285: "Write framework self-audit prompt for cross-project deployment"
- **Status:** work-completed (horizon: now)
- **Last action:** Completed in prior session. Agent ACs pass 25/25.
- **Next step:** Human review — verify prompt quality from fresh clone
- **Blockers:** Awaiting human review (owner: human)
- **Insight:** None

### T-289: "Update OneDev CI/CD pipeline for LXC deployment model"
- **Status:** work-completed (horizon: now)
- **Last action:** Completed in prior session. Pipeline deploys to LXC 170.
- **Next step:** Human review — verify deployment pipeline works
- **Blockers:** Awaiting human review (owner: human)
- **Insight:** None

### T-294: "Framework onboarding: portable project bootstrap"
- **Status:** started-work (horizon: now)
- **Last action:** Parent inception. 15 sub-tasks completed (T-295-T-304, T-308-T-312, T-317-T-318, T-321). All agent-actionable work done.
- **Next step:** Human review of completed sub-tasks, then close parent inception
- **Blockers:** Human-owned — needs human to review and close
- **Insight:** Onboarding pipeline now covers: fw init, fw doctor, first-run walkthrough, test-onboarding (8 checkpoints), /new-project skill, install script, jargon glossary

<!-- horizon: next -->

### T-286: "Build fw self-audit CLI command and standalone script"
- **Status:** started-work (horizon: next)
- **Last action:** Agent ACs done (25/25 PASS). Human AC pending: "Test from fresh clone"
- **Next step:** Human runs self-audit from fresh clone to verify
- **Blockers:** Awaiting human review (owner: human)
- **Insight:** None

### T-295: "Fix double output bug in fw doctor and context init"
- **Status:** work-completed (horizon: next)
- **Last action:** Fixed in prior session
- **Next step:** Human review
- **Blockers:** Awaiting human review (owner: human)
- **Insight:** None

### T-300: "Create README.md with quickstart guide"
- **Status:** work-completed (horizon: next)
- **Last action:** README created in prior session. Updated this session with install script and glossary link.
- **Next step:** Human review
- **Blockers:** Awaiting human review (owner: human)
- **Insight:** None

### T-303: "Create fw preflight command and integrate into fw init"
- **Status:** work-completed (horizon: next)
- **Last action:** Completed in prior session
- **Next step:** Human review
- **Blockers:** Awaiting human review (owner: human)
- **Insight:** None

### T-304: "Build opt-out first-run experience after fw init"
- **Status:** work-completed (horizon: next)
- **Last action:** Completed in prior session
- **Next step:** Human review
- **Blockers:** Awaiting human review (owner: human)
- **Insight:** None

### T-306: "Inception: framework distribution model — split vs self-contained"
- **Status:** started-work (horizon: next)
- **Last action:** GO decision in prior session. Phase 1-2 build tasks done.
- **Next step:** Human review and formal close of inception
- **Blockers:** Human-owned inception
- **Insight:** Self-contained model chosen with fw upgrade for updates

### T-307: "Inception: hybrid onboarding test (deterministic + AI interpretation)"
- **Status:** started-work (horizon: next)
- **Last action:** GO decision. Build tasks T-317 (test script) and T-318 (AGENT.md) both completed.
- **Next step:** Human review and formal close of inception
- **Blockers:** Human-owned inception
- **Insight:** 8-checkpoint deterministic test + AI interpretation guide covers full onboarding flow

<!-- horizon: later -->

### T-305: "Inception: scope in-depth framework component walkthrough"
- **Status:** captured (horizon: later)
- **Last action:** Not started
- **Next step:** Human decides when to promote to horizon: now
- **Blockers:** Human-owned, parked
- **Insight:** None

### T-316: "Spike: layered CLAUDE.md (framework base + project overrides)"
- **Status:** captured (horizon: later)
- **Last action:** Not started
- **Next step:** Human decides when to promote to horizon: now
- **Blockers:** Human-owned, parked
- **Insight:** None

## Inception Phases

**5 inception task(s) pending decision** — run `fw inception status` for details.

## Gaps Register

**2 spec-reality gap(s) being watched** — see `.context/project/gaps.yaml`

- **G-004** [low]: Multi-agent collaboration untested
- **G-011** [low]: PostToolUse hooks are advisory-only — cannot block actions

Run `fw audit` to check if any trigger conditions are met.

## Decisions Made This Session

1. **Glossary in FRAMEWORK.md (not README)**
   - Why: FRAMEWORK.md is where terms are used; README is just quickstart
   - Alternatives rejected: Separate GLOSSARY.md (too scattered), README section (too much for quickstart)

## Things Tried That Failed

1. **`fw work-on` hanging** — The briefing agent (qdrant vector search) hangs when invoked via background bash. Workaround: use `fw task create --start` directly.

## Open Questions / Blockers

1. All 12 remaining active tasks are human-owned. No agent-actionable work without human input.
2. D2 audit FAIL: T-285 (84h) and T-289 (34h) waiting >72h for human review.

## Gotchas / Warnings for Next Session

- `fw work-on` may hang on qdrant briefing — use `fw task create --start` as fallback
- 16 pre-existing unregistered components in fabric drift (web/ blueprints, .context/project/ YAML files, lib/ new scripts)
- FRAMEWORK.md install section now points to GitHub (not OneDev) — update if repo moves

## Suggested First Action

Review and close the 6 work-completed tasks awaiting human review: T-285, T-289, T-295, T-300, T-303, T-304. Then close inceptions T-306 and T-307.

## Files Changed This Session

- Created: `install.sh`, `.claude/commands/new-project.md`, `.fabric/components/agents-context-block-plan-mode.yaml`, `.fabric/components/agents-onboarding-test-test-onboarding.yaml`
- Modified: `FRAMEWORK.md` (glossary + install section), `README.md` (install section + glossary link)

## Recent Commits

- 709ea67 T-012: Clean up stale duplicate tasks T-319, T-320 from failed fw work-on
- f6a8d93 T-321: Completion artifacts
- 58dd0d3 T-321: Register block-plan-mode.sh and test-onboarding.sh in component fabric
- f95bb2c T-311: Completion artifacts
- 208be66 T-311: Create install script (curl | sh) + update README/FRAMEWORK install sections

---

## Handover Quality Feedback (for next session to complete)

- Did this handover help? [ ]
- What was missing?
- What was unnecessary?
