---
session_id: S-2026-0220-1032
timestamp: 2026-02-20T09:32:32Z
predecessor: S-2026-0220-0959
tasks_active: [T-200, T-220, T-222]
tasks_touched: [T-222, T-200, T-220, T-XXX, T-193, T-155, T-198, T-214, T-217, T-216, T-132, T-202, T-215, T-151, T-196, T-211, T-203, T-221, T-184, T-204, T-219, T-191, T-131, T-194, T-206, T-197, T-157, T-205, T-213, T-209, T-156, T-199, T-111, T-212, T-169, T-207, T-168, T-190, T-195, T-208, T-210, T-201, T-218, T-192]
tasks_completed: []
uncommitted_changes: 19
owner: claude-code
session_narrative: "Reviewed /fabric page with human. Signed off T-215 + T-218 human ACs. Fixed 3 unknown subsystem assignments, fabric card layout (12→3 columns), live subsystem counts. Closed G-010. Created T-220 (inline source viewer, later) and T-222 inception (fabric integration into CLAUDE.md + task linking)."
---

# Session Handover: S-2026-0220-1032

## Where We Are

Framework in great shape — 218 tasks completed, all fabric pages clean, enforcement chain solid. Reviewed /fabric with human, signed off pending UI tasks (T-215, T-218, T-219), closed G-010. Started T-222 inception to integrate Component Fabric into CLAUDE.md and add task-component linking. Four spikes planned, none started yet.

## Work in Progress

<!-- horizon: now -->

### T-222: "Component Fabric integration — CLAUDE.md awareness, task-component linking, drift detection"
- **Status:** started-work (horizon: now), inception
- **Last action:** Filled inception template — problem statement, 4 spikes, go/no-go criteria
- **Next step:** Run Spike 1 (CLAUDE.md section draft) then Spike 2 (task-component linking prototype)
- **Blockers:** None
- **Insight:** CLAUDE.md has literally one mention of "fabric" (Context Fabric, not Component Fabric). Zero guidance for the agent on the system we just spent 4 tasks building.

### T-200: "Discovery layer design — pattern detection, omission finding, insight surfacing (T-194 Phase 4)"
- **Status:** captured (horizon: later)
- **Last action:** Not touched — parked
- **Next step:** Needs real OE project usage data
- **Blockers:** Waiting for real project usage data
- **Insight:** None

<!-- horizon: later -->

### T-220: "Fabric component detail — inline source code viewer"
- **Status:** captured (horizon: later)
- **Last action:** Captured as enhancement from user feedback
- **Next step:** Build when prioritized — add syntax-highlighted source code to /fabric/component/<name>
- **Blockers:** None
- **Insight:** None

## Inception Phases

**2 inception task(s) pending decision** — run `fw inception status` for details.

## Gaps Register

**1 spec-reality gap(s) being watched** — see `.context/project/gaps.yaml`

- **G-004** [low]: Multi-agent collaboration untested

Run `fw audit` to check if any trigger conditions are met.

## Decisions Made This Session

1. **Use live component counts in fabric cards instead of static YAML values**
   - Why: Static `component_count` in subsystems.yaml drifts as components are added/moved
   - Alternatives rejected: Updating static counts manually (would drift again)

2. **Subsystem assignments: mcp-reaper→healing, observe→context-fabric, resume→context-fabric**
   - Why: These agents fit naturally into those subsystems by function
   - Alternatives rejected: Creating new subsystems for them (too granular for 1 component each)

## Things Tried That Failed

None this session — all changes landed cleanly.

## Open Questions / Blockers

1. G-008 and G-009 remain decided-build but not started — sub-agent dispatch enforcement and research artifact persistence
2. T-222 inception needs spikes run before go/no-go decision

## Gotchas / Warnings for Next Session

- Web server needs restart after template changes (not hot-reloaded)
- T-222 is inception — do NOT write build artifacts before go decision
- `fw fabric scan` still creates empty `.fabric/components/.yaml` artifact (no filter for empty slugs)

## Suggested First Action

Run T-222 Spike 1 (draft CLAUDE.md Component Fabric section) and Spike 2 (task-component linking prototype). These are the highest-signal spikes for the go/no-go decision.

## Files Changed This Session

- Modified: `web/templates/fabric.html` (3-column grid layout, live subsystem counts)
- Modified: `.fabric/components/agents-mcp-mcp-reaper.yaml` (subsystem: healing)
- Modified: `.fabric/components/agents-observe-observe.yaml` (subsystem: context-fabric)
- Modified: `.fabric/components/agents-resume-resume.yaml` (subsystem: context-fabric)
- Modified: `.context/project/gaps.yaml` (G-010 closed)
- Created: `.tasks/active/T-220-fabric-component-detail--inline-source-c.md`
- Created: `.tasks/active/T-222-component-fabric-integration--claudemd-a.md`
- Completed: T-215, T-218, T-219, T-221

## Recent Commits

- d2f0ac4 T-222: Inception — Component Fabric integration (CLAUDE.md, task linking, drift)
- 8158f24 T-221: Close G-010 (Agent/Human AC split working), fix subsystem card counts
- 6319786 T-219: Complete (human sign-off); T-220: Capture inline source viewer enhancement
- c2b6133 T-219: Fix fabric subsystem cards — 3-column grid instead of 12-column
- b9afd8d T-215, T-218: Human sign-off complete; fix 3 unknown subsystem assignments

---

## Handover Quality Feedback (for next session to complete)

- Did this handover help? [ ]
- What was missing?
- What was unnecessary?
