---
session_id: S-2026-0218-2247
timestamp: 2026-02-18T21:47:57Z
predecessor: S-2026-0218-2240
tasks_active: [T-120, T-130, T-151, T-162, T-172, T-173, T-175, T-176, T-177, T-178, T-179, T-180, T-181, T-182]
tasks_touched: [T-176, T-151, T-179, T-180, T-178, T-181, T-182, T-162, T-173, T-172, T-175, T-177, T-120, T-XXX, T-166, T-134, T-140, T-176, T-155, T-145, T-132, T-139, T-153, T-152, T-097, T-149, T-135, T-131, T-126, T-144, T-045, T-171, T-142, T-165, T-129, T-148, T-157, T-173, T-128, T-133, T-156, T-136, T-163, T-174, T-137, T-146, T-161, T-164, T-154, T-169, T-175, T-168, T-158, T-143, T-141, T-159, T-170, T-167, T-147, T-138, T-125, T-124, T-160]
tasks_completed: [T-176, T-173, T-175]
uncommitted_changes: 13
owner: claude-code
session_narrative: ""
---

# Session Handover: S-2026-0218-2247

## Where We Are

Completed 3 post-compaction architecture tasks (T-176, T-173, T-175). Created T-181 inception (web UI inline editing). T-182 (handover reframing) attempted, reverted due to missing impact assessment, then redone properly — task file has full impact assessment and decisions, ready to execute next session. Note: T-173/T-175/T-176 show in active list but are actually completed.

## Work in Progress

<!-- horizon: now -->

### T-182: "Reframe handover messaging from emergency panic to calm wrap-up"
- **Status:** started-work — impact assessment done, changes NOT yet executed
- **Last action:** Full impact assessment completed. 4 files, string/comment changes only, zero logic. Three open questions decided. First attempt reverted after user caught missing review process.
- **Next step:** Execute the string changes per impact assessment in task file, verify, complete
- **Blockers:** None — just needs execution
- **Insight:** Framework-level edits need explicit impact assessment before any changes

### T-181: "Web UI inline editing — edit tasks, docs, and artifacts in-browser"
- **Status:** started-work (inception) — problem statement and spikes defined
- **Next step:** Start Spike 1 (inventory editable surfaces)

### T-162: "Web edge case tests"
- **Status:** captured — not touched

### T-173, T-175, T-176: COMPLETED this session
- T-176: Thresholds 100K/130K/150K → 120K/150K/170K
- T-173: Wrap-up Write/Edit to .context/.tasks/.claude/ allowed at critical
- T-175: Emergency mode removed, single handover type, --emergency deprecated

<!-- horizon: next -->

### T-151, T-172, T-177, T-178, T-179: Not touched this session

<!-- horizon: later -->

### T-120, T-130, T-180: Parked

## Inception Phases

**5 inception task(s) pending decision** — run `fw inception status` for details.

## Gaps Register

**1 spec-reality gap(s) being watched** — see `.context/project/gaps.yaml`

- **G-004** [low]: Multi-agent collaboration untested

Run `fw audit` to check if any trigger conditions are met.

## Decisions Made This Session

1. **Keep --checkpoint mode** — different purpose (mid-session snapshots), not emergency-related
2. **No fw doctor task freshness check** — status quo adequate per empirical evidence
3. **Keep auto-handover at critical** — agents can't be trusted on warnings alone (L-013/L-038)

## Things Tried That Failed

1. **T-182 first attempt: editing framework files without impact assessment** — jumped into editing CLAUDE.md, budget-gate.sh, checkpoint.sh without first surveying blast radius or presenting changes for review. User caught it. Reverted with `git revert`. Redone properly with impact assessment in task file.

## Open Questions / Blockers

None — T-182 is ready to execute with reviewed impact assessment.

## Gotchas / Warnings for Next Session

- T-175 file still in .tasks/active/ despite being completed (stale copy from revert interaction — check and clean up)
- Budget status cache can go stale after threshold changes — may need manual reset of .budget-status
- **NEW LEARNING**: Framework-level edits (CLAUDE.md, hooks, agents) require impact assessment and user review before any changes. Record as learning/practice.

## Suggested First Action

**T-182: Execute the handover reframing** — impact assessment is done and in the task file. Just execute the 4-file string changes, verify, complete. Small bounded task (~10 min).

## Files Changed This Session

- Completed: T-176, T-173, T-175
- Created: T-181 (inception), T-182 (with impact assessment)
- Modified: budget-gate.sh, checkpoint.sh, handover.sh, pre-compact.sh, CLAUDE.md, lib/templates/claude-project.md, bin/fw, practices.yaml

## Recent Commits

- e535a4c T-182: Task with impact assessment — handover reframing (not yet executed)
- de5a26a T-012: Session handover S-2026-0218-2240 — full handover with TODOs filled
- 3f053ee T-012: Session handover S-2026-0218-2240
- 09f37bb Revert "T-182: Reframe handover from emergency panic to calm wrap-up"
- 4a4e026 T-182: Reframe handover from emergency panic to calm wrap-up

---

## Handover Quality Feedback (for next session to complete)

- Did this handover help? [ ]
- What was missing?
- What was unnecessary?
