---
session_id: S-2026-0315-1520
timestamp: 2026-03-15T14:20:03Z
predecessor: S-2026-0315-1519
tasks_active: [T-316, T-332, T-334, T-432, T-434, T-435, T-436, T-446, T-447, T-448, T-449, T-450, T-460, T-464, T-470, T-473, T-476, T-477, T-479, T-481, T-482, T-483, T-486, T-491, T-492, T-493, T-494, T-496, T-497, T-498, T-499, T-500]
tasks_touched: [T-486, T-498, T-492, T-496, T-500, T-493, T-446, T-491, T-434, T-481, T-447, T-497, T-499, T-482, T-483, T-494, T-489, T-485, T-487, T-495, T-490, T-484, T-488]
tasks_completed: []
uncommitted_changes: 679
owner: claude-code
session_narrative: ""
---

# Session Handover: S-2026-0315-1520

## Where We Are

Session worked on: T-498 (Update fw init — vendor step, .agentic-framework/bin/fw hooks, remove framework_path); T-497 (fw vendor command — copy complete framework into project .agentic-framework/ (7MB, full isolation)); T-482 (Install model inception GO — full isolation, 4 build tasks (T-497 to T-500)); T-496 (Fix doctor hook config check for portable fw hook commands); T-495 (Path isolation inception GO — all spikes validated, 5 build tasks planned). Plus 5 more commit(s).

## Work in Progress

<!-- horizon: now -->

### T-434: "Inception: Framework update/upgrade process for field installations"
- **Status:** started-work (horizon: now)
- **Last action:** T-434: Complete inception ACs — all 8 agent criteria checked
- **Next step:** See task file
- **Blockers:** None


### T-449: "Deep-dive articles 02-06: editing pass — strip fabricated stats, tighten voice"
- **Status:** captured (horizon: now)
- **Last action:** T-450: Article 16 — honest machines, real doubt, fabricated stats exposed
- **Next step:** See task file
- **Blockers:** None


### T-450: "Deep-dive articles 08-15: gut rewrite — replace agent filler with real incidents"
- **Status:** started-work (horizon: now)
- **Last action:** T-450: Article 16 rewrite — author's voice, honest doubt, frantic teenager
- **Next step:** See task file
- **Blockers:** None


### T-473: "Unit test suite for bash enforcement layer (bats-core)"
- **Status:** started-work (horizon: now)
- **Last action:** T-473: Create build tasks T-474/T-475/T-476 from inception GO
- **Next step:** See task file
- **Blockers:** None


### T-477: "Risk-based governance declaration layer — machine-readable predictability×blast-radius matrix that runtime maps to enforcement levels"
- **Status:** started-work (horizon: now)
- **Last action:** T-487: KCP research report — evaluate Knowledge Context Protocol for T-477 governance declaration layer
- **Next step:** See task file
- **Blockers:** None


### T-479: "Primary development platform: GitHub vs OneDev — source of truth, CI, issues, community interaction for post-launch"
- **Status:** started-work (horizon: now)
- **Last action:** T-480: macOS compat — replace grep -oP and ${var,,} with portable alternatives
- **Next step:** See task file
- **Blockers:** None


### T-499: "fw update for vendored projects — pull upstream into .agentic-framework/"
- **Status:** captured (horizon: now)
- **Last action:** See git log
- **Next step:** See task file
- **Blockers:** None


### T-500: "Migrate existing consumer projects to vendored model"
- **Status:** captured (horizon: now)
- **Last action:** T-482: Install model inception GO — full isolation, 4 build tasks (T-497 to T-500)
- **Next step:** See task file
- **Blockers:** None


### Awaiting Human Review (16 tasks)

Agent ACs done. Human ACs pending — see "Awaiting Your Action" below.

- **T-446**: "Rewrite README: sharp positioning, evidence-first, 5-min demo, honest gradient"
- **T-447**: "Cron registry page in Watchtower (read-only, Option A)"
- **T-460**: "Create onboarding task template files for both init modes"
- **T-470**: "Deep-dive article 17: Why Bash, YAML and Files — the anti-enterprise stack"
- **T-476**: "GitHub Actions workflow for bats tests"
- **T-481**: "Fix install.sh update path — handle dirty state and macOS filemode"
- **T-482**: "Inception: Install model — global shared vs project-local vs hybrid"
- **T-483**: "Fix Python 3.9 compat — replace union type hints (dict | None) with Optional"
- **T-486**: "Watchtower smoke test: runtime route discovery + content markers + fw doctor integration"
- **T-491**: "Build fw self-test command — phases 1-5 with JSON output and CI integration"
- **T-492**: "Build E2E onboarding test script — install → init → doctor → serve → smoke"
- **T-493**: "fw update command — CLI wrapper for framework self-update"
- **T-494**: "Expand fw upgrade — version tracking, context dir sync, E2E test"
- **T-496**: "Implement path isolation — fw hook subcommand + portable settings.json + doctor validation"
- **T-497**: "fw vendor command — copy framework into project .agentic-framework/"
- **T-498**: "Update fw init to integrate vendor step"

<!-- horizon: next -->

### T-332: "Submit to awesome lists (awesome-ai-agents, awesome-agents, awesome-copilot)"
- **Status:** started-work (horizon: next)
- **Last action:** T-332: Submit awesome list PRs — bradAGI #2, e2b-dev #78
- **Next step:** See task file
- **Blockers:** None


### T-334: "Execute launch sequence: r/ClaudeAI soft launch → Show HN → amplification"
- **Status:** started-work (horizon: next)
- **Last action:** T-334: Update launch draft stats — 441 tasks, 98% traceability
- **Next step:** See task file
- **Blockers:** None


### T-464: "PR #6: feat: /capture skill + C-002 Exploratory Conversation Guard"
- **Status:** captured (horizon: next)
- **Last action:** See git log
- **Next step:** See task file
- **Blockers:** None


<!-- horizon: later -->

### T-316: "Spike: layered CLAUDE.md (framework base + project overrides)"
- **Status:** captured (horizon: later)
- **Last action:** T-433, T-434: Create inception tasks — cron registry page, framework upgrade process
- **Next step:** See task file
- **Blockers:** None


### T-432: "Re-evaluate SKIP refactoring findings (27 items, score ≤4)"
- **Status:** captured (horizon: later)
- **Last action:** T-411: Create 21 refactoring tasks from directive-scored audit
- **Next step:** See task file
- **Blockers:** None


### T-435: "Inception: Claude Code settings documentation and optimization for framework success"
- **Status:** started-work (horizon: later)
- **Last action:** T-435: Record NO-GO (defer) decision + research artifact — clears CTL-009 and C-001
- **Next step:** See task file
- **Blockers:** None


### T-436: "Auto-compact YOLO mode: automatic compact → resume → autonomous proceed"
- **Status:** captured (horizon: later)
- **Last action:** T-436: Create inception task — YOLO mode (auto-compact + auto-resume + autonomous proceed)
- **Next step:** See task file
- **Blockers:** None


### T-448: "Cron registry v2: web UI controls, registry YAML, LLM docs (Option B)"
- **Status:** captured (horizon: later)
- **Last action:** See git log
- **Next step:** See task file
- **Blockers:** None


## Inception Phases

**9 inception task(s) pending decision** — run `fw inception status` for details.

## Awaiting Your Action (Human)

**16 task(s) with unchecked Human ACs.** These are waiting for you — not for agent cleanup.
Review each when ready. No urgency implied.

- **T-446**: Rewrite README: sharp positioning, evidence-first, 5-min demo, honest gradient (1 unchecked)
  - e.g.: [REVIEW] Positioning reads as "governance layer" not "assist
- **T-447**: Cron registry page in Watchtower (read-only, Option A) (1 unchecked)
  - e.g.: [REVIEW] Cron registry page renders correctly and is useful
- **T-460**: Create onboarding task template files for both init modes (1 unchecked)
  - e.g.: [REVIEW] Onboarding task content is useful for new framework
- **T-470**: Deep-dive article 17: Why Bash, YAML and Files — the anti-enterprise stack (1 unchecked)
  - e.g.: [REVIEW] Voice and tone match Dimitri's writing style
- **T-476**: GitHub Actions workflow for bats tests (1 unchecked)
  - e.g.: [RUBBER-STAMP] Verify workflow runs on GitHub after next pus
- **T-481**: Fix install.sh update path — handle dirty state and macOS filemode (1 unchecked)
  - e.g.: [RUBBER-STAMP] Run installer twice on macOS — second run suc
- **T-482**: Inception: Install model — global shared vs project-local vs hybrid (1 unchecked)
  - e.g.: [REVIEW] Review install model recommendation and approve dir
- **T-483**: Fix Python 3.9 compat — replace union type hints (dict | None) with Optional (1 unchecked)
  - e.g.: [RUBBER-STAMP] `fw serve` starts without error on macOS with
- **T-486**: Watchtower smoke test: runtime route discovery + content markers + fw doctor integration (1 unchecked)
  - e.g.: [RUBBER-STAMP] Run `fw doctor` with Watchtower running — smo
- **T-491**: Build fw self-test command — phases 1-5 with JSON output and CI integration (1 unchecked)
  - e.g.: [RUBBER-STAMP] Run `fw self-test` and verify all phases pass
- **T-492**: Build E2E onboarding test script — install → init → doctor → serve → smoke (1 unchecked)
  - e.g.: [RUBBER-STAMP] Run `fw self-test` from project root and veri
- **T-493**: fw update command — CLI wrapper for framework self-update (1 unchecked)
  - e.g.: [RUBBER-STAMP] Run `fw update --check` and verify output
- **T-494**: Expand fw upgrade — version tracking, context dir sync, E2E test (1 unchecked)
  - e.g.: [RUBBER-STAMP] Run `fw upgrade --dry-run` on a test project
- **T-496**: Implement path isolation — fw hook subcommand + portable settings.json + doctor validation (1 unchecked)
  - e.g.: [RUBBER-STAMP] Run `fw upgrade --dry-run` on termlink and ve
- **T-497**: fw vendor command — copy framework into project .agentic-framework/ (1 unchecked)
  - e.g.: [RUBBER-STAMP] Run `fw vendor` in a test project and verify 
- **T-498**: Update fw init to integrate vendor step (1 unchecked)
  - e.g.: [RUBBER-STAMP] Run `fw init` on a fresh temp project and ver
## Gaps Register

**12 concern(s) being watched** — see `.context/project/concerns.yaml`

- **G-004** [low]: Multi-agent collaboration untested
- **G-011** [low]: PostToolUse hooks are advisory-only — cannot block actions
- **G-015** [medium]: Sub-agent results bypass task governance — no structural linking
- **G-016** [medium]: Learning capture has no structural trigger for bugfix tasks
- **G-017** [medium]: Execution gates do not cover proposal/suggestion layer
- **G-018** [high]: No structural guard against silent quality decay in generated artifacts
- **G-019** [high]: Agent treats symptom-level fixes as complete — no self-escalation to systemic root cause
- **R-018** [medium]: Invalid YAML data disappears without error
- **R-024** [medium]: UI silently drops data on parse errors
- **R-032** [medium]: Long inception gate conflict
- **R-036** [medium]: Multi-agent coordination untested
- **G-021** [urgent]: Path isolation failure — hardcoded absolute paths in committed files disable all enforcement on clone/move

Run `fw audit` to check if any trigger conditions are met.

## Decisions Made This Session

None

## Things Tried That Failed

None

## Open Questions / Blockers

None

## Gotchas / Warnings for Next Session

See gaps register above.

## Suggested First Action

Continue T-434: "Inception: Framework update/upgrade process for field installations"

## Files Changed This Session

 ...499-fw-update-for-vendored-projects--pull-up.md |  74 ++++++
 ...500-migrate-existing-consumer-projects-to-ve.md |  74 ++++++
 bin/fw                                             | 140 ++++++++++-
 lib/init.sh                                        |  35 ++-
 11 files changed, 1088 insertions(+), 29 deletions(-)

## Recent Commits

- e643598 T-012: Session handover S-2026-0315-1519
- 094977e T-498: Update fw init — vendor step, .agentic-framework/bin/fw hooks, remove framework_path
- e7c50c6 T-012: Session handover S-2026-0315-1517
- 738e884 T-497: fw vendor command — copy complete framework into project .agentic-framework/ (7MB, full isolation)
- 14e3f03 T-482: Install model inception GO — full isolation, 4 build tasks (T-497 to T-500)

---

## Handover Quality Feedback (for next session to complete)

- Did this handover help? [ ]
- What was missing?
- What was unnecessary?
