---
session_id: S-2026-0305-0005
timestamp: 2026-03-04T23:05:31Z
predecessor: S-2026-0304-2343
tasks_active: [T-285, T-286, T-289, T-294, T-295, T-300, T-303, T-304, T-305, T-306, T-307, T-316]
tasks_touched: [T-308, T-311, T-312, T-321, T-322, T-323]
tasks_completed: [T-308, T-311, T-312, T-321, T-322, T-323]
uncommitted_changes: 0
owner: claude-code
session_narrative: "Cleared backlog: glossary, /new-project skill, install script. Cleared fabric drift (0 unregistered). Fixed focus.sh hanging bug."
---

# Session Handover: S-2026-0305-0005

## Where We Are

Completed 6 agent-owned tasks this session: T-312 (glossary), T-308 (/new-project skill), T-311 (install script), T-321 (2 fabric registrations), T-322 (16 fabric registrations → 0 drift), T-323 (timeout fix for focus.sh). All 12 remaining active tasks are human-owned — no agent-actionable work remains without human input.

## Work in Progress

<!-- horizon: now -->

### T-285: "Write framework self-audit prompt for cross-project deployment"
- **Status:** work-completed (horizon: now)
- **Last action:** Completed in prior session. Agent ACs pass 25/25.
- **Next step:** Human review — verify prompt quality from fresh clone
- **Blockers:** Awaiting human review (owner: human, >84h)
- **Insight:** None

### T-289: "Update OneDev CI/CD pipeline for LXC deployment model"
- **Status:** work-completed (horizon: now)
- **Last action:** Completed in prior session. Pipeline deploys to LXC 170.
- **Next step:** Human review — verify deployment pipeline works
- **Blockers:** Awaiting human review (owner: human, >34h)
- **Insight:** None

### T-294: "Framework onboarding: portable project bootstrap"
- **Status:** started-work (horizon: now)
- **Last action:** All sub-tasks completed. This session: T-308, T-311, T-312. Prior: T-295-T-304, T-317-T-318, T-321.
- **Next step:** Human review of completed sub-tasks, then close parent inception
- **Blockers:** Human-owned — needs human to review and close
- **Insight:** Onboarding pipeline complete: install script, fw init, fw doctor, first-run, test-onboarding, /new-project skill, glossary

<!-- horizon: next -->

### T-286: "Build fw self-audit CLI command and standalone script"
- **Status:** started-work (horizon: next)
- **Last action:** Agent ACs done (25/25 PASS). Human AC pending: "Test from fresh clone"
- **Next step:** Human runs self-audit from fresh clone
- **Blockers:** Awaiting human review (owner: human)
- **Insight:** None

### T-295: "Fix double output bug in fw doctor and context init"
- **Status:** work-completed (horizon: next)
- **Last action:** Fixed in prior session
- **Next step:** Human review
- **Blockers:** Awaiting human review
- **Insight:** None

### T-300: "Create README.md with quickstart guide"
- **Status:** work-completed (horizon: next)
- **Last action:** README updated this session with install script section and glossary link
- **Next step:** Human review
- **Blockers:** Awaiting human review
- **Insight:** None

### T-303: "Create fw preflight command and integrate into fw init"
- **Status:** work-completed (horizon: next)
- **Last action:** Completed in prior session
- **Next step:** Human review
- **Blockers:** Awaiting human review
- **Insight:** None

### T-304: "Build opt-out first-run experience after fw init"
- **Status:** work-completed (horizon: next)
- **Last action:** Completed in prior session
- **Next step:** Human review
- **Blockers:** Awaiting human review
- **Insight:** None

### T-306: "Inception: framework distribution model — split vs self-contained"
- **Status:** started-work (horizon: next)
- **Last action:** GO decision in prior session. Build tasks done.
- **Next step:** Human review and formal close
- **Blockers:** Human-owned inception
- **Insight:** Self-contained model chosen with fw upgrade for updates

### T-307: "Inception: hybrid onboarding test (deterministic + AI interpretation)"
- **Status:** started-work (horizon: next)
- **Last action:** GO decision. Build tasks T-317/T-318 completed.
- **Next step:** Human review and formal close
- **Blockers:** Human-owned inception
- **Insight:** 8-checkpoint deterministic test + AI interpretation guide

<!-- horizon: later -->

### T-305: "Inception: scope in-depth framework component walkthrough"
- **Status:** captured (horizon: later)
- **Last action:** Not started
- **Next step:** Human decides when to promote
- **Blockers:** Parked
- **Insight:** None

### T-316: "Spike: layered CLAUDE.md (framework base + project overrides)"
- **Status:** captured (horizon: later)
- **Last action:** Not started
- **Next step:** Human decides when to promote
- **Blockers:** Parked
- **Insight:** None

## Inception Phases

**5 inception task(s) pending decision** — run `fw inception status` for details.

## Gaps Register

**2 spec-reality gap(s) being watched** — see `.context/project/gaps.yaml`

- **G-004** [low]: Multi-agent collaboration untested
- **G-011** [low]: PostToolUse hooks are advisory-only — cannot block actions

## Decisions Made This Session

1. **Glossary in FRAMEWORK.md (not README)**
   - Why: FRAMEWORK.md is where terms are used; README is quickstart only
   - Alternatives rejected: Separate GLOSSARY.md, README section

## Things Tried That Failed

1. **`fw work-on` hanging** — briefing agent (Ollama/Qdrant semantic search) hangs. Fixed in T-323 by adding `timeout 10`/`timeout 15` to focus.sh calls.
2. **`fw fabric register` path collision** — `.context/project/*.yaml` files all mapped to `.yaml` card. Workaround: created cards manually with proper names.

## Open Questions / Blockers

1. All 12 remaining active tasks are human-owned. No agent work without human input.
2. D2 audit FAIL: T-285 and T-289 waiting >72h for human review.
3. README.md line 97 still says `lib/setup.sh` (should be `lib/preflight.sh`) — minor fix for next session.

## Gotchas / Warnings for Next Session

- `fw context focus` now has timeouts (T-323) but may still be slow if Ollama is cold-starting
- `fw fabric register` has a naming bug with `.context/project/` paths — creates cards named `.yaml`
- 5 inception tasks pending human decisions (T-294, T-305, T-306, T-307, T-316)

## Suggested First Action

Review and close the 6 work-completed tasks: T-285, T-289, T-295, T-300, T-303, T-304. Then close inceptions T-306 and T-307.

## Files Changed This Session

- Created: `install.sh`, `.claude/commands/new-project.md`, 18 fabric component cards
- Modified: `FRAMEWORK.md` (glossary, install section), `README.md` (install section), `agents/context/lib/focus.sh` (timeouts)

## Recent Commits

- 373ee5d T-323: Completion artifacts
- d3c8f22 T-323: Add timeout to focus.sh semantic search calls (10s recall, 15s briefing)
- 4dde4b9 T-322: Completion artifacts
- f091b2a T-322: Register 16 unregistered components in fabric (0 drift remaining)
- 27a7260 T-012: Fill handover S-2026-0304-2343 — all TODOs resolved
- f95bb2c T-311: Completion artifacts
- 208be66 T-311: Create install script (curl | sh)
- 1c5a68e T-308: Completion artifacts
- fc600c3 T-308: Create /new-project Claude Code skill
- 62c815c T-312: Completion artifacts
- 048aeff T-312: Add jargon glossary to FRAMEWORK.md (11 terms)
- 4617363 T-012: Housekeeping

---

## Handover Quality Feedback (for next session to complete)

- Did this handover help? [ ]
- What was missing?
- What was unnecessary?
