---
session_id: S-2026-0303-1301
timestamp: 2026-03-03T12:01:56Z
predecessor: S-2026-0301-1254
tasks_active: [T-285, T-286, T-289, T-290]
tasks_touched: [T-290, T-289, T-288]
tasks_completed: []
uncommitted_changes: 980
owner: claude-code
session_narrative: ""
---

# Session Handover: S-2026-0303-1301

## Where We Are

Completed T-288 (deployment topology docs + hook security fix) and T-289 (OneDev CI/CD pipeline rewritten for LXC). Three tasks awaiting human ACs: T-285, T-286 (self-audit fresh-clone test), T-289 (SSH key setup + pipeline test run). Cron audit YAML files need committing (~900 files from rotation).

## Work in Progress

<!-- horizon: now -->

### T-285: "Write framework self-audit prompt for cross-project deployment"
- **Status:** work-completed, partial-complete (horizon: now)
- **Last action:** All 7 agent ACs done (prior session)
- **Next step:** Human: paste bootstrap prompt into Claude Code in a fresh project
- **Blockers:** Requires human action
- **Insight:** Two-piece architecture (prompt file + short bootstrap) avoids pasting 900 lines

### T-289: "Update OneDev CI/CD pipeline for LXC deployment model"
- **Status:** work-completed, partial-complete (horizon: now)
- **Last action:** Rewrote `.onedev-buildspec.yml` — Swarm/Docker to LXC SSH deploy with auto-rollback
- **Next step:** Human: add OneDev SSH key to LXC authorized_keys, trigger test run
- **Blockers:** SSH key not yet configured
- **Insight:** Dev pipeline removed (redundant with systemd timer T-283)

### T-290: "Session housekeeping — fill stale handover, commit cron rotation"
- **Status:** started-work (horizon: now)
- **Last action:** Generated fresh handover, filling TODOs now
- **Next step:** Commit cron audit rotation, complete task
- **Blockers:** None
- **Insight:** None

<!-- horizon: next -->

### T-286: "Build fw self-audit CLI command and standalone script"
- **Status:** started-work, partial-complete (horizon: next)
- **Last action:** All 9 agent ACs done (prior session), `fw self-audit` wired
- **Next step:** Human: test from fresh clone to verify standalone operation
- **Blockers:** Requires human action
- **Insight:** Script must not depend on `fw` (chicken-and-egg solved via SCRIPT_DIR resolution)

## Gaps Register

**2 spec-reality gap(s) being watched** — see `.context/project/gaps.yaml`

- **G-004** [low]: Multi-agent collaboration untested
- **G-011** [low]: PostToolUse hooks are advisory-only — cannot block actions

Run `fw audit` to check if any trigger conditions are met.

## Decisions Made This Session

1. **D-043: Prod-only CI/CD pipeline** (T-289)
   - Why: Dev already auto-updates every 5 min via systemd timer (T-283); CI for dev is redundant
   - Alternatives rejected: Both prod + dev in pipeline (redundant), remove pipeline entirely (loses automated prod deploy)

## Things Tried That Failed

1. **Wrote to session memory without a task** — bypassed task gate because `check-active-task.sh` exempt path `*/.claude/*` matched `/root/.claude/...`. Fixed by anchoring to `$PROJECT_ROOT`.

## Open Questions / Blockers

1. OneDev server SSH key needs to be added to LXC `.170` authorized_keys before CI/CD pipeline works
2. Three tasks awaiting human verification (T-285, T-286, T-289)

## Gotchas / Warnings for Next Session

- OneDev buildspec uses custom YAML tags (`!CommandStep`, `!TagCreateTrigger`) — `yaml.safe_load` fails, need custom loader
- `check-active-task.sh` hooks snapshot at session start — the exempt path fix requires a new session to take effect
- Stale handover from pre-compact was a recurring audit FAIL — always fill TODOs immediately after generating

## Suggested First Action

Set up OneDev SSH key on LXC `.170` and trigger a test pipeline run (T-289 human AC). Then test T-285/T-286 bootstrap prompt from a fresh project.

## Files Changed This Session

- Modified: `agents/context/check-active-task.sh` (anchored exempt paths to PROJECT_ROOT)
- Modified: `.onedev-buildspec.yml` (rewrote from Swarm to LXC deployment)
- Modified: `MEMORY.md` (added production deployment topology)
- Created: `.tasks/completed/T-288-*.md`, `.tasks/active/T-289-*.md`, `.tasks/active/T-290-*.md`

## Recent Commits

- 9580e77 T-289: Rewrite OneDev pipeline for LXC deployment model
- 3b79043 T-288: Fill ACs and verification — deployment docs + hook fix
- 968822e T-288: Anchor exempt paths in check-active-task.sh to PROJECT_ROOT
- 0e399c8 T-287: Fill handover S-2026-0301-1247 TODOs
- 4651c07 T-012: Session handover S-2026-0301-1247

---

## Handover Quality Feedback (for next session to complete)

- Did this handover help? [ ]
- What was missing?
- What was unnecessary?
