# GOAP v0.1.16 Phase B: Audit Results (2026-02-17)

## B2.1: Ignored Test Audit ✅ COMPLETE

**Finding**: 1 ignored test (not 3 as documented)

### Test Details
| Field | Value |
|-------|-------|
| **Name** | `test_24_hour_stability` |
| **Location** | `tests/soak/stability_test.rs:533` |
| **Duration** | 60s default, 24h with `full-soak` feature |
| **Reason** | Long-running soak test, intentionally ignored to avoid CI timeout |

**Recommendation**: Keep as `#[ignore]` with documentation:
```rust
#[ignore]
#[tokio::test]
async fn test_24_hour_stability() {
    // REASON: Long-running stability test (60s default, 24h with full-soak feature)
    // Run manually: cargo test --test stability_test test_24_hour_stability -- --ignored
}
```

**Action**: Add documentation comment (B2.5)

---

## B3.1: Dead Code Audit ✅ COMPLETE

**Finding**: 903 `#[allow(dead_code)]` annotations (close to 951 documented)

### Breakdown by Crate

| Crate | Count | Priority |
|-------|-------|----------|
| do-memory-core | 70 | High (public API) |
| do-memory-mcp | 32 | Medium |
| do-memory-storage-turso | 13 | Low |
| do-memory-cli | 11 | Medium |
| do-memory-storage-redb | 7 | Low |
| do-memory-test-utils | 0 | ✅ Clean |
| Other (tests/benches) | ~770 | N/A (test code) |

**Files Affected**: 49 files

**Action Plan**:
1. B3.2: Check feature flag usage (1h)
2. B3.3: Remove truly dead code (1h)
3. B3.4: Replace with `#[cfg(feature = "...")]` where appropriate (1h)
4. B3.5-B3.6: Validate with `--all-features` build (1h)

---

## B1.1: Error Handling Baseline ✅ STARTED

**do-memory-core crate**:
- `unwrap()`: 205 calls
- `.expect()`: 45 calls
- **Total**: 250 calls

**Target**: ≤140 (50% reduction for do-memory-core)

**Next**: Audit remaining crates for complete baseline

---

## Key Learnings

1. **Documentation was stale**: Verification revealed discrepancies
   - Expected 3 ignored tests, found 1
   - Expected 951 dead_code, found 903
   - This validates SOCRATES' concern about verifying baselines!

2. **Planning vs. Reality**: Small discrepancies (~5%) are acceptable
   - Actual effort will be close to estimates
   - No major surprises in baseline audits

3. **Quick Wins Confirmed**:
   - B2: 1 test is trivial to document
   - B3: 903 is manageable, mostly in test/bench code
   - B1: do-memory-core baseline (250) is reasonable starting point

---

## Next Steps (Week 1 Day 2-3)

**Priority Order**:
1. B2.5: Add documentation to ignored test (15 min) ✅ QUICK WIN
2. B3.2: Feature flag audit (1h)
3. B1.1: Complete unwrap/expect baseline for all crates (30 min)
4. B1.2: Design error enum (1.5h)

**Week 1 Goal**: Complete B2, B3, start B1 (3 quick wins)

---

**GOAP Episode**: Phase B Execution
**Status**: Baseline verified, ready for cleanup
**Confidence**: HIGH (no major blockers)
