# agentic-collab 3.0 — upgrade progress

live status of the one-shot v3 upgrade run · orchestrator + proxy scope
root prompt: `docs/v3-claude-code-prompt.md` · spec: `docs/v3-vision.md` · plan: `docs/v3-upgrade-prompt.md` · scope: Q0–Q8 · deferred: Q9 dashboard UI

## Run state

branch
v3-integration
type check
— pending —
tests
— pending —
smoke
— pending —
started
—
⚠ blocker
— none —

## Quanta

Q0
queued
audit + plan
read docs · explore code · materialise DAG
Q1
queued
address router
agent: / topic: / approval: parsing · bin/collab validation widening
Q2
queued
template loader
persistent · cwd_base · prepare · cleanup · topics · agent_templates table
Q3
queued
ephemeral lifecycle kernel
queue · delivery · worktree · instances · reaper · collab complete · smoke
Q4
queued
WS event contract
template-updated · topic-queue-changed · instance-* · approval-changed
Q5
queued
approvals CRUD
channel-categorised · auto-notify · await polling
Q6
queued
monitor sidecar
paired with worker · $TARGET_TMUX_SESSION · cleanup on worker exit
Q7
queued
CLI mode-awareness
env-detected · help banner + system-prompt addendum branches
Q8
queued
crash recovery
boot reconciliation · proxy reconnect · orphaned worktree sweep
Q9
deferred
dashboard (human follow-up)
templates & topics tree · approval inbox · UI panels deferred — needs manual browser verification

## Timeline

- — no events yet —