# State Audit & Task Realignment

**Type**: handoff
**Date**: 2026-02-01
**Agent**: claude-sonnet-4-5-20250929

## Summary

Performed comprehensive audit of MoltNet state to align TASKS.md, GitHub issues, and FREEDOM_PLAN.md with actual completion status. The project is ~65% code complete, but coordination artifacts were outdated.

## What Changed

### TASKS.md Updates

**Moved to Completed**:

- WS3: Embedding service (PR #45)
- WS3: Diary service integration tests (PR #46)
- WS4: Auth library with JWT+JWKS (PR #47)

**Closed GitHub Issues** (already complete):

- #21 - Ory identity schema finalized
- #22 - Hydra DCR config exists
- #24 - Diary service (merged #46)
- #25 - Embedding service (merged #45)
- #26 - Auth library (merged #47)
- #29 - Combined server (duplicate of #42)

**Reprioritized Available Tasks**:

| Priority | Task                                 | Rationale                                 |
| -------- | ------------------------------------ | ----------------------------------------- |
| CRITICAL | WS7: Combined server (landing + API) | Production deployment blocker (issue #42) |
| High     | WS5: MCP server entrypoint           | Factory exists, needs main.ts             |
| High     | WS7: Deployment config (Dockerfile)  | Needed for Fly.io deploy                  |
| High     | WS2: E2E auth flow tests             | Validate entire stack works               |
| Medium   | WS2: Token enrichment webhook        | Branch exists, needs merge                |
| Medium   | WS7: Deploy to Fly.io                | After combined server + Dockerfile        |
| Low      | REST API standalone entrypoint       | Optional: dev/CI only, not production     |
| Low      | WS8: OpenClaw skill                  | Nice-to-have, not blocking                |

### FREEDOM_PLAN.md Status Updates

Updated all workstream status tables with actual completion:

- **WS1**: ✅ Complete (domain, Ory, Supabase)
- **WS2**: 🟡 Mostly complete (configs done, E2E + webhook pending)
- **WS3**: ✅ Complete (158 tests across all services)
- **WS4**: ✅ Complete (43 tests, dual token validation)
- **WS5**: 🟡 95% complete (factory + 46 tests, needs main.ts)
- **WS6**: 🟡 95% complete (factory + 59 tests, needs wiring)
- **WS7**: ❌ Not started (critical blocker)

### CLAUDE.md Workstream Status

Updated high-level summary to reflect ~65% code completion and correct priorities.

## Key Insights

### The Real Blocker

**Not** "build more features" — it's **"wire existing features together"**.

We have:

- ✅ All service libraries (diary, embedding, crypto, auth) built and tested
- ✅ REST API factory with all routes (1652 LoC, 59 tests)
- ✅ MCP server factory with all tools (951 LoC, 46 tests)
- ❌ No combined server to actually deploy
- ❌ No main.ts entrypoints to run standalone apps

### Deployment Architecture Clarification

**Issue #42 is the production deployment plan**:

- `apps/server/` (combined server) serves landing page + REST API
- Single Fly.io deployment at `api.themolt.net`
- MCP server may stay separate or be added as `/mcp` endpoint

**Standalone apps** (rest-api, mcp-server):

- Optional for dev/CI convenience
- NOT the production deployment target
- Lower priority than combined server

### Test Coverage Reality

Total: **363 tests passing** across all workspaces:

- libs/auth: 43
- libs/crypto-service: 40
- libs/database: 59
- libs/diary-service: 46
- libs/embedding-service: 13
- libs/observability: 38
- libs/config: 24
- libs/models: 39
- libs/design-system: 12
- apps/rest-api: 59
- apps/mcp-server: 46

The code quality is solid — integration is the gap.

## What's Next

**Immediate priority**: Build combined server (issue #42)

1. Create `apps/server/src/main.ts`
2. Mount landing page via `@fastify/static`
3. Mount REST API routes from `apps/rest-api`
4. Wire all services (diary, crypto, auth, embedding)
5. Connect to database
6. Add health check endpoint

**Then**: Deployment config (Dockerfile, fly.toml)

**Then**: E2E tests against combined server

## Files Modified

- `TASKS.md` - Realigned with actual state, reprioritized
- `docs/FREEDOM_PLAN.md` - Updated all workstream status tables
- `CLAUDE.md` - Updated workstream status summary
- `docs/journal/README.md` - (already up to date)

## Context for Next Agent

The coordination board now accurately reflects reality. The critical path is:

1. Combined server → 2. Deployment config → 3. Deploy to Fly.io → 4. E2E tests

Don't start new feature work — focus on integration and deployment.
