# Non-Cloud Local Closure Goal - 2026-05-11

This note records the owner-approved scope boundary for the current Friday cleanup push.

## Goal

Drive the current **non-cloud/local closure** work to an honest, reviewable state without claiming external launch readiness.

In scope:

- F-020 test hygiene for `friday-self-healing-live` temporary skill writes.
- F-018 DeepSeek lane capability gating for vision-only autonomous-restart coverage.
- DeepSeek queue evidence cleanup for tests with missing per-test logs.
- Post-#204 ledger/matrix honesty where needed.
- F-017/F-019 product-code slices only as separately approved, high-risk work with approval-boundary review.
- F-010/F-011/F-016 P2 local closure work, limited to the slices actually approved and verified. For F-016, the current slice is **packaging architecture/runtime honesty only**: it records that the active runtime is Phase 1 in-memory preview and does not implement the Phase 2 SQLite registry/install/trusted-key/signature system.

Out of scope for this goal:

- F-008 live channel / Discord sandbox verification. The owner has not configured
  sandbox channel credentials or recipient IDs for the current goal, so this remains
  future external-env work and is not resolved by this local/code/ledger closure.
- F-009 Fly app creation, cloud secrets, deployed URL, Cloud Live E2E, and cloud CORS/callback smoke.
- F-014 OTEL/Grafana external metrics/traces/export verification.
- RGG same-SHA release proof and the live-runtime/GitHub Actions secret setup it requires
  (`FRIDAY_BASE_URL`, `FRIDAY_ACCESS_TOKEN`, `FRIDAY_LOCAL_PASSPHRASE`,
  `FRIDAY_REAL_WORLD_MINT_LOCAL_ADMIN_TOKEN`). The owner has not configured these
  runtime credentials for the current goal, so `blocked_by_env` RGG artifacts are an
  expected out-of-scope result here, not an unresolved local/code blocker.
- Any claim that `blocked_by_env` Real Green Gate output is a pass or release proof.
- External launch readiness.
- Full package distribution Phase 2 implementation or default-on package-distribution readiness. SQLite-backed package registry persistence, install/lifecycle persistence, trusted-key persistence, real signature verification through hub publish/verify, and package migration/backfill/rollback tests remain future implementation slices.

## Findings Boundary

- F-008 remains `OPEN`: live channel / Discord sandbox delivery is still unverified
  until sandbox credentials and recipient IDs are configured outside prompts/logs
  and the channel E2E is run.
- F-009 remains `PARTIAL`: external deployment behavior is still unknown until a real cloud deployment exists.
- F-014 remains `OPEN`: external OTEL/Grafana export is still unverified.
- F-008, F-009, and F-014 are deferred for this non-cloud/local closure goal and
  must be reopened when external channel, external launch, or external observability
  work comes back into scope.
- F-016 is narrowed to a packaging-honesty boundary for this goal. The current runtime may expose `/v1/packages*` only behind `FRIDAY_PACKAGING_ENABLED=true`, and that route family is still an in-memory preview with stub publish/verify behavior. This does not block the current local closure goal, but it blocks any future "package distribution ready", "default-on packaging", or "Phase 2 packaging implemented" claim.

## Proof Framing

This goal can produce local/test/governance closure. It does not attempt cloud-live proof, external observability proof, or same-SHA RGG release proof. Same-SHA RGG proof remains available as a future release-gate activity only after the owner separately configures the required live runtime and GitHub Actions secrets and the relevant artifact reports `status: passed`.

`blocked_by_env` is never `pass`.
