> Archived: historical audit/plan/report material. Use `docs/current-source-of-truth.md` for the active architecture baseline and `docs/archive/README.md` for archive guidance.

# Friday Release Readiness

- Generated at (UTC): 2026-02-27T03:04:33Z
- Branch: `main`
- Commit: `e43ea9b`
- PR merged: `#3` ([link](https://github.com/thesongzhu/Friday/pull/3))

## Execution Summary (Requested 1/2/3/4)

1. Branch cleanup: **DONE**
2. Post-merge validation suite: **DONE**
3. Live E2E (real-provider) attempts: **DONE**
4. Final release-readiness checklist: **DONE**

---

## Module Status (PASS / FAIL / BLOCKED)

| Module | Status | Evidence |
|---|---|---|
| PR Mergeability + Main Integration | PASS | PR #3 merged into `main`: https://github.com/thesongzhu/Friday/pull/3 |
| Branch Cleanup (`codex/provider-parity-capability-wiring`) | PASS | Local branch deleted + remote branch deleted (git push delete succeeded) |
| CI Build | PASS | https://github.com/thesongzhu/Friday/actions/runs/22470665263/job/65086600960 |
| CI Test | PASS | https://github.com/thesongzhu/Friday/actions/runs/22470665263/job/65086654207 |
| CI Secrets | PASS | https://github.com/thesongzhu/Friday/actions/runs/22470665263/job/65086600949 |
| CI Quality Gate | PASS | https://github.com/thesongzhu/Friday/actions/runs/22470665263/job/65086934341 |
| CI Security | PASS | https://github.com/thesongzhu/Friday/actions/runs/22470665263/job/65086654186 |
| CI Contracts | PASS | https://github.com/thesongzhu/Friday/actions/runs/22470665263/job/65086654212 |
| CI Migrations | PASS | https://github.com/thesongzhu/Friday/actions/runs/22470665263/job/65086600955 |
| CI Release Check | PASS | https://github.com/thesongzhu/Friday/actions/runs/22470665263/job/65086654184 |
| CI Install Smoke | PASS | https://github.com/thesongzhu/Friday/actions/runs/22470665263/job/65086654196 |
| CI Docker Build Verify | PASS | https://github.com/thesongzhu/Friday/actions/runs/22470665263/job/65086600944 |
| CI Platform Matrix (macOS) | PASS | https://github.com/thesongzhu/Friday/actions/runs/22470665263/job/65086600952 |
| CI Platform Matrix (Ubuntu) | PASS | https://github.com/thesongzhu/Friday/actions/runs/22470665263/job/65086600976 |
| CI Platform Matrix (Windows) | PASS | https://github.com/thesongzhu/Friday/actions/runs/22470665263/job/65086600962 |
| Local Lint | PASS | `npm run -s lint` |
| Local Typecheck | PASS | `npm run -s typecheck` |
| Local Migration Integrity | PASS | `npm run -s check:migrations` |
| Local SSD Marker Lint | PASS | `npm run -s check:ssd` |
| Local Contracts | PASS | `npm run -s test:contracts` |
| Local Install Smoke | PASS | `npm run -s test:install:smoke` |
| Local Release Check | PASS | `npm run -s release:check` |
| Local Full Test Suite | PASS | `npm test` (504 files passed, 4 skipped; 7943 tests passed, 217 skipped) |
| Live E2E (OpenAI provider, real key) | PASS | `FRIDAY_E2E_LIVE_OPENAI=1 npx vitest run test/e2e/live/friday-real-journeys.e2e.test.ts` (10/10 passed) |
| Real Scenarios E2E (core non-LLM) | PASS | `FRIDAY_E2E_CORE=1 npx vitest run test/e2e/friday-real-scenarios-e2e.test.ts` (60 passed / 31 skipped) |
| Cloud Live E2E (deployed cloud target) | BLOCKED | No cloud-target E2E harness/env contract found (`test/e2e` has no cloud base URL gate) |

---

## Real-Provider E2E Detail

### OpenAI Live Run
- Command:
  - `FRIDAY_E2E_LIVE_OPENAI=1 npx vitest run test/e2e/live/friday-real-journeys.e2e.test.ts`
- Result:
  - 1 file passed
  - 10 tests passed
  - Includes provider detect, skill generation, workflow generation, run lifecycle, memory, automation, failover scenarios

### Core Scenario Run
- Command:
  - `FRIDAY_E2E_CORE=1 npx vitest run test/e2e/friday-real-scenarios-e2e.test.ts`
- Result:
  - 60 passed, 31 skipped
  - Non-LLM scenario pack validated on live runtime path

---

## Blocking Gap (Only Remaining Item for Step 3 Scope)

### Cloud Live E2E
- Current status: **BLOCKED**
- Why blocked:
  - Current repository test harness does not expose a cloud-target E2E switch/base URL contract.
  - No `FRIDAY_E2E_CLOUD_*` gate or equivalent in `test/e2e`.
- Required to unblock:
  1. Define cloud E2E env contract (`FRIDAY_E2E_CLOUD_BASE_URL`, auth token, tenant).
  2. Add cloud-safe live suite (same assertions as local run, but against remote endpoint).
  3. Add CI job (manual/dispatch) to run cloud E2E and publish artifacts.

---

## Final Decision

- Local + CI release readiness: **PASS**
- Real provider live run (OpenAI): **PASS**
- Cloud live run: **BLOCKED (harness missing)**

Recommendation: safe to release for local/self-host and current CI scope; do not claim cloud production readiness until cloud E2E harness is added and passing.
