---
gsd_state_version: 1.0
milestone: v1.3
milestone_name: Trim & Audit
status: milestone_complete
stopped_at: Milestone complete (Phase 24 was final phase)
last_updated: 2026-05-18T01:35:20.314Z
last_activity: 2026-05-18 -- Phase 24 execution started
progress:
  total_phases: 3
  completed_phases: 2
  total_plans: 3
  completed_plans: 3
  percent: 67
---

# Project State

## Project Reference

See: .planning/PROJECT.md (updated 2026-05-16)

**Core value:** Multi-tenant crypto payment facilitator with multi-chain subscription management. (Note: rewards framing is being removed in v1.3; PROJECT.md Core Value will be rewritten in Phase 24.)
**Current focus:** Milestone complete

## Current Position

Phase: 24
Plan: Not started
Status: Milestone complete
Last activity: 2026-05-18

Progress: [██████████] 100%

## Phase Summary (v1.3)

| Phase | Name | Requirements | Status |
|-------|------|--------------|--------|
| 22 | Storefronts Removal | 5 | Not started |
| 23 | Rewards Backend Removal | 5 | Not started |
| 24 | Rewards UI & Docs Cleanup | 5 | Not started |
| 25 | Security Audit & Remediation | 6 | Not started |

## Performance Metrics

**Cumulative (through v1.2):**

- Total plans: 37
- Total phases: 21 (all complete)
- Milestones shipped: 3

**v1.0 Velocity:** 19 plans, avg 3m 23s, 1.07 hours total
**v1.1 Velocity:** 5 plans, avg 2m 58s, 14m 50s total
**v1.2 Velocity:** 13 plans, avg 3m 0s, 43m 36s total

## Accumulated Context

### Roadmap Evolution

Completed milestones archived:

- v1.0 MVP: milestones/v1.0-ROADMAP.md
- v1.1 SDK & Docs: milestones/v1.1-ROADMAP.md
- v1.2 Subscription Wallet Overhaul: milestones/v1.2-ROADMAP.md

Active milestone: v1.3 Trim & Audit (.planning/ROADMAP.md)

### Decisions

See PROJECT.md Key Decisions table for full history.

Recent v1.3-shaping decisions:

- Rewards program abandoned — neither rewards nor storefronts found product-market fit (2026-05-12)
- Security audit runs LAST so it isn't wasted on dead code
- Multi-chain wallet infra is KEPT (v1.2 subscriptions depend on it)
- Core Value will be rewritten in Phase 24 — facilitator + subscriptions is the new pitch

### Pending Todos

- Dashboard features spotlight (deferred to v1.4)
- Email notifications (deferred to v1.4)
- Sybil detection dashboard (likely dropped — depended on rewards)
- Prorated refunds (deferred to future)
- Fund via checkout (deferred to future)
- UI refresh and more chain support (deferred to v1.4)

### Blockers/Concerns

- None blocking v1.3 entry. Rewards-wallet pre-launch concerns are now obsolete (rewards being removed).

## Deferred Items

| Category | Item | Status | Deferred At |
|----------|------|--------|-------------|
| Feature | Email notifications | Deferred to v1.4 | 2026-05-16 |
| Feature | UI refresh | Deferred to v1.4 | 2026-05-16 |
| Feature | More chain support | Deferred to v1.4 | 2026-05-16 |
| Feature | Sybil detection dashboard | Likely dropped (depended on rewards) | 2026-05-16 |

## Session Continuity

Last session: 2026-05-17T20:19:01.935Z
Stopped at: Phase 24 context gathered
Resume with: `/gsd-plan-phase 22`
