---
type: daily
date: 2025-12-29
---
# 2025-12-29

## [[Log]]

- 09:00 Weekend skeleton crew continuing
- 09:30 [[Marcus Johnson]] uploaded [[Hot Fire Test]] [[Video]] - [[Team]] celebration reactions in Slack
- 10:00 [[Sarah Chen]] reviewing [[Budget Tracker]] for year-end [[Reporting]]
- 11:30 Caught up on [[Risk Register]] updates - R-003 ([[Turbopump]] delay) [[Now]] CLOSED
- 13:00 Planning meeting prep for Monday - [[ADR-004 Test Campaign]] final review
- 14:30 Reviewed [[Fairing Design]] [[Thermal Analysis]] [[Results]]

## Tasks

- [x] Upload [[Hot Fire]] video @marcus 📅 2025-12-29
- [x] Close R-003 [[Risk]] (turbopump resolved) @sarah 📅 2025-12-29
- [ ] Prepare year-end [[Summary]] slides @sarah 📅 2025-12-30
- [ ] Review thermal TPS specifications @[[James]] 📅 2026-01-02

## [[Notes]]

[[Team Morale]] [[Excellent]] [[After]] [[Friday]]'s successful [[Hot]] fire [[Test]]. [[Marcus Johnson]]'s video showing the 12-[[Second Burn]] went viral internally - even [[Contractors]] sending congratulations.

[[Sarah Chen]] confirmed we're under budget for Q4 [[Despite]] [[Turbopump]] expediting costs. [[Project Roadmap]] [[Timeline]] [[Holding]] [[Strong]].

[[Fairing Design]] thermal analysis [[Shows]] peak heating at 551°C during max-Q - within Avcoat TPS capability. [[James Park]] confident we can proceed with CFRP shell fabrication.
