---
type: daily
date: 2025-12-23
---
# 2025-12-23

## [[Log]]

- 09:15 [[Morning]] standup with [[Sarah Chen]] - [[Propulsion System]] [[Hot Fire Test]] [[Scheduled]] for [[Friday]]
- 09:45 Reviewed [[Engine Hot Fire Results]] from [[Last]] week - [[Chamber Pressure]] variance within spec
- 10:30 [[Marcus Johnson]] reported [[Turbopump]] [[Delivery Delay]], [[Updated]] [[Risk Register]] (R-003 escalated to [[High]])
- 11:00 Met with [[Acme Aerospace]] about actuator procurement - [[Lead Time]] 6 [[Weeks]]
- 13:30 [[Code Review]] with [[Elena Rodriguez]] on [[Flight Software]] updates
- 14:15 [[Avionics Integration]] [[Test Planning]] - [[Flight Computer]] HIL setup [[This]] week
- 15:00 Reviewed [[Material Selection]] analysis for [[Landing System]] - [[Carbon Fiber]] approved
- 16:30 Updated [[Project Roadmap]] with Q1 2026 [[Milestones]]

## Tasks

- [x] Update [[Risk Register]] with [[Turbopump]] delay @marcus 📅 2025-12-23
- [x] Schedule [[Hot Fire]] [[Test]] for 2025-12-27 @marcus 📅 2025-12-23
- [ ] Review [[Thrust Vector Control]] test procedure @elena 📅 2025-12-26
- [ ] Finalize [[ADR-004 Test Campaign]] document @sarah 📅 2025-12-30
- [ ] Order [[Carbon]] [[Fiber]] sheets for [[Landing Legs]] @[[James]] 📅 2025-12-27

## Notes

Strong progress on propulsion [[Testing]] [[Despite]] turbopump delay. [[Marcus Johnson]] confident we can absorb 2-week slip without impacting [[Critical Design Review]]. [[Elena Rodriguez]] flagged potential [[Integration]] issue between [[Autopilot Software]] and [[Sensor Suite]] - [[Need]] to investigate sensor timing.

[[Team Roster]] updated with new contractor start dates for Q1 2026.
