---
type: project
status: active
client: "[[TechStart Inc]]"
start_date: 2026-02-01
end_date: 2026-05-31
budget: 45000
billed_to_date: 12500
priority: high
phase: development
tags:
  - project
  - saas
  - startup
  - active
---
# [[TechStart Phase 2]]

## Overview

Follow-on engagement with [[TechStart Inc]] to build enterprise-ready features on top of the [[TechStart MVP Build]] foundation. Multi-tenant architecture, analytics dashboard, and API marketplace integration.

**Client**: [[TechStart Inc]]
**Contact**: [[Mike Chen]], CTO
**Timeline**: 4 months (Feb - May 2026)
**Budget**: $45,000 | **Billed**: $12,500 (28%)
**Status**: Active

## Current Status

**Phase**: Development (Multi-Tenant Architecture)
**Health**: On Track
**Completion**: 70% of Phase 1 (multi-tenant)

### Recent Progress
- Multi-tenant architecture 70% complete
- Database design for tenant isolation done
- Weekly demos with [[Mike Chen]] going well
- [[Dan Oliveira]] supporting backend development

### Blockers
- None currently

## Project Phases

### Phase 1: Multi-Tenant Architecture ($18,000) — IN PROGRESS
- [x] Tenant data model design
- [x] Database partitioning strategy
- [ ] Tenant isolation implementation (70%)
- [ ] Per-tenant configuration
- [ ] Tenant provisioning automation

### Phase 2: Analytics Dashboard ($15,000) — PENDING
- [ ] Usage metrics visualization
- [ ] Custom reporting
- [ ] Export capabilities

### Phase 3: API Marketplace ($12,000) — PENDING
- [ ] OAuth 2.0 implementation
- [ ] Rate limiting
- [ ] API documentation portal

## Team

| Member | Role | Allocation |
|--------|------|------------|
| Carter | Architect | 30% |
| [[Dan Oliveira]] | Backend Developer | 20% |

## Financial

| Period | Hours | Amount | Status |
|--------|-------|--------|--------|
| January 2026 | 20 | $5,000 | Paid ([[INV-2026-005]]) |
| February 2026 | 30 | $7,500 | Sent ([[INV-2026-006]]) |
| March 2026 | Est. 30 | $7,500 | Pending |
| April 2026 | Est. 35 | $8,750 | Pending |
| May 2026 | Est. 25 | $6,250 | Pending |

## Milestones

| Milestone | Target | Status |
|-----------|--------|--------|
| Multi-tenant architecture | 2026-03-31 | 🔄 In Progress (70%) |
| Analytics dashboard | 2026-04-30 | ⏳ Planned |
| API marketplace | 2026-05-15 | ⏳ Planned |
| Project complete | 2026-05-31 | ⏳ Planned |

## Key Decisions

1. **Architecture**: Shared database, schema-per-tenant (cost vs isolation balance)
2. **Framework**: Same Node.js/Express stack as MVP (continuity)
3. **Hosting**: AWS ECS (scaling for multi-tenant)

## Lessons Applied

From [[TechStart MVP Build]]:
- Fixed features early to avoid scope creep
- Weekly demos keeping stakeholder alignment
- Documentation as you go, not at the end

## Notes

- [[Mike Chen]] very engaged, weekly demos working well
- Using lessons learned from [[TechStart MVP Build]]
- [[Mike Chen]] referred [[Nexus Health]] — strong relationship

## Related

- Client: [[TechStart Inc]]
- Previous: [[TechStart MVP Build]]
- Invoices: [[INV-2026-005]], [[INV-2026-006]]
- Team: [[Dan Oliveira]]

---

*Last updated: 2026-03-20*
