gantt
    title CAPE 90-day Plan × FSI Adoption Phase 0 -> Phase 1 (90-day window)
    dateFormat  YYYY-MM-DD
    axisFormat  Day %j

    section FSI track (FSI-AgentGov)
    Phase 0 W1-2 Governance structure       :fsi1, 2025-01-01, 14d
    Phase 0 W3-4 Core technical controls    :fsi2, after fsi1, 14d
    Phase 0 W5-6 Environment setup          :fsi3, after fsi2, 14d
    Phase 0 W7-8 Operational readiness      :fsi4, after fsi3, 14d
    Phase 1 begins (SoD, reporting, Zone 3) :fsi5, after fsi4, 30d

    section CAPE track (Microsoft 90-day play)
    Days 0-30 What & Where Foundation       :cape1, 2025-01-01, 30d
    Days 30-60 Build & Guard Stand Up       :cape2, after cape1, 30d
    Days 60-90 Run & Decide Scale           :cape3, after cape2, 30d

    section Joint milestones
    Owner named per initiative              :milestone, m1, 2025-01-15, 0d
    1-2 agents to production with monitoring :milestone, m2, 2025-02-15, 0d
    First leadership scorecard (monthly)    :milestone, m3, 2025-03-15, 0d
    Phase 0 governance review (FSI Week 8)  :milestone, m4, 2025-02-26, 0d

    %% Synthetic dates: 2025-01-01 = Day 1. Visual relativity is the point, not absolute calendar.
    %% Source: agentic-coe-playbook Section 4 "Your 90-Day Play" (Days 0-30 Foundation,
    %% Days 30-60 Stand Up, Days 60-90 Scale) overlaid on docs/framework/adoption-roadmap.md
    %% Phase 0 (0-60 days) and Phase 1 start (2-6 months).
