# S06 Roadmap Assessment

**Verdict: No changes needed.**

S06 retired its risk (plugin bridge integration) cleanly — 9 integration tests, 51 assertions, full plugin→binary→response stack proven. No new risks or unknowns surfaced. No assumption failures.

## Remaining Slice

**S07: Binary Distribution Pipeline** — unchanged. Low risk, clear dependencies (consumes plugin code + resolver from S06), clear deliverables (npm platform packages, CI cross-compilation, cargo install fallback). S06 summary confirms the resolver has a ready slot for npm platform package resolution.

## Success Criteria Coverage

All 7 success criteria have coverage. Six are already proven by S01–S06. The seventh (npm install distribution) is owned exclusively by S07.

## Requirement Coverage

- R012 (Binary distribution) remains the sole active M001 requirement awaiting validation. S07 owns it.
- All other M001 requirements (R001–R011, R031, R032, R034) are validated.
- No requirements were invalidated, re-scoped, or newly surfaced by S06.

## Boundary Map

S06→S07 boundary is accurate. S07 consumes:
- Plugin code at `opencode-plugin-aft/` (confirmed exists)
- Binary resolver at `src/resolver.ts` with npm platform package slot (confirmed by S06 summary)
- Bridge constructor takes `(binaryPath, cwd)` — resolver returns the path (confirmed)
