# v1.95 Milestone Audit

Status: passed

## Scope Closed

- Phase `169`: L2 Canonical Schema Extension
- Phase `169.1`: L2 Promotion Bridge Code
- Phase `169.2`: HCI Foundation

## Requirements Coverage

Score: `8/8` requirements satisfied

- `REQ-PROMO-01` and `REQ-PROMO-02` satisfied by Phase `169`
- `REQ-PROMO-03` through `REQ-PROMO-06` satisfied by Phase `169.1`
- `REQ-HCI-01` and `REQ-HCI-02` satisfied by Phase `169.2`

## Verification Evidence

- Phase `169` schema and canonical-path slice:
  - `18 passed`
- Phase `169` statement-compilation / lean-bridge durability slice:
  - `2 passed`
- Phase `169.1` runtime-schema bridge slice:
  - `2 passed`
- Phase `169.1` promotion gate / auto-promotion slice:
  - `4 passed`
- full CLI unit + e2e slice after `169.2`:
  - `83 passed`
- fresh CLI e2e suite:
  - `26 passed`
- fresh first-run acceptance:
  - `success`

## Cross-Phase Integration

- Phase `169` created the missing canonical and package-schema surfaces needed
  by later promotion work
- Phase `169.1` wired those runtime proof packet surfaces into promotion gate
  and auto-promotion context without regressing the schema/canonical layer
- Phase `169.2` improved the operator-facing front door while preserving the
  machine-readable `--json` path and first-run acceptance flow

## Audit Notes

- This milestone did not materialize separate phase `VERIFICATION.md` files;
  audit evidence was taken from each phase `SUMMARY.md` plus fresh re-run
  verification on the current branch
- no unsatisfied v1 requirements remain in the milestone traceability table
- no fresh integration blocker appeared in the current CLI e2e or first-run
  acceptance re-runs

## Accepted Open Gaps

- `REQ-PROMO-V2-01`: one full real-topic `L0 -> L4 -> L2` promotion proof is
  still deferred beyond this milestone
- `REQ-PROMO-V2-02`: an honest `negative_result` end-to-end promotion proof is
  still deferred beyond this milestone
- broader packaging / command-group cleanup remains out of scope for `v1.95`
