# Browser QA Integration Execution State

## Current State

- Status: complete
- Target scope: whole plan
- Execution window: whole plan
- Staged execution confirmation: not applicable
- Current task: complete
- Next task: none
- Last updated: 2026-05-19 00:00 CST
- Branch/commit: local worktree, uncommitted
- Source document: `docs/plans/browser-qa-integration/browser-qa-integration-plan.md`
- Direct source-doc execution waiver: `not applicable`

## Task Ledger

| ID | Status | Task | Evidence | Notes |
| --- | --- | --- | --- | --- |
| T1.1 | done | Add the canonical browser-qa workflow skill | focused tests, pre-commit | Added scriptless workflow under `skills/workflows/qa/browser-qa/`. |
| T1.2 | done | Convert web-qa into an explicit compatibility surface | focused tests, pre-commit | Preserved static examples and routes active work to `browser-qa`. |
| T1.3 | done | Update catalogs and naming references | docs, markdown, pre-commit | Updated README, skills README, tooling index, and skill usage docs. |
| T2.1 | done | Define mode selection and scenario intake | focused tests, pre-commit | Covered static, report-only, acceptance-gate, and fix-loop routing. |
| T2.2 | done | Define artifact and redaction requirements | focused tests, pre-commit | Requires active QA session verification and safe artifacts. |
| T2.3 | done | Define the bounded fix loop | focused tests, pre-commit | Documents reproduction, test-first evidence or waiver, fix, validation. |
| T2.4 | done | Adopt the browser QA report template | focused tests, markdown | Added template with scores, before/after, and Ship Readiness fields. |
| T3.1 | done | Add browser QA guidance to planning and execution | focused tests, pre-commit | Plan docs now link browser QA artifacts via execution state. |
| T3.2 | done | Update automation workflow references | focused tests, pre-commit | CI, release, and issue follow-up use `browser-qa` for browser behavior. |
| T3.3 | done | Add stale-reference and compatibility tests | focused tests, pre-commit | Added stale wording, primitive boundary, and compatibility assertions. |
| T4.1 | done | Run full validation and fix drift | `scripts/check.sh --pre-commit` | Fixed stale hook healthcheck fixture; pre-commit passed. |
| T4.2 | done | Document the web-qa removal decision point | docs, markdown, pre-commit | `web-qa` states compatibility window and future removal criteria. |

## Validation

| Command | Status | Summary | Artifact |
| --- | --- | --- | --- |
| `agent-docs --docs-home "$AGENT_HOME" resolve --context startup --strict --format checklist` | pass | Required startup docs present. | terminal output |
| `agent-docs --docs-home "$AGENT_HOME" resolve --context project-dev --strict --format checklist` | pass | Required project-dev docs present. | terminal output |
| focused browser QA tests | pass | 47 passed, 736 deselected. | terminal output |
| skill contract validation | pass | Modified skill contracts validated. | terminal output |
| `scripts/check.sh --docs` | pass | Docs freshness passed. | terminal output |
| `scripts/check.sh --markdown` | pass | Markdown lint passed. | terminal output |
| hook healthcheck focused test | pass | Fixture updated for current complete baseline behavior. | terminal output |
| `scripts/check.sh --pre-commit` | pass | Full gate passed with 783 pytest tests. | terminal output |
| `scripts/check.sh --tests -- -k browser_qa` | pass | 12 passed, 773 deselected. | terminal output |
| `scripts/check.sh --markdown` | pass | Markdown lint passed after adding the report template. | terminal output |
| `scripts/check.sh --docs` | pass | Docs freshness passed after adding the report template. | terminal output |
| `scripts/check.sh --pre-commit` | pass | Final full gate passed with 785 pytest tests. | terminal output |

## Blockers

- None.

## Session Log

### 2026-05-18 23:40 CST

- Read: plan, discussion source, `DEVELOPMENT.md`, current `web-qa`, planning,
  automation, issue, catalog, and test surfaces.
- Changed: created this execution-state ledger.
- Validated: `agent-docs` startup and project-dev strict resolves passed.
- Blocked by: none.
- Next: implement `browser-qa` workflow skill, compatibility updates, docs/tests, then run targeted validation.

### 2026-05-18 23:49 CST

- Read: implementation surfaces for browser evidence, planning, automation,
  release, issue follow-up, docs freshness, and hook healthcheck tests.
- Changed: added `browser-qa`, converted `web-qa` to compatibility, updated
  catalogs and workflow docs, added focused tests, and fixed a stale hook
  healthcheck test fixture.
- Validated:

  ```bash
  scripts/check.sh --tests -- -k 'browser_qa or web_qa or agent_workflow_primitives or gh_fix_ci or release_workflow or issue_follow_up or plan_workflow or docs_freshness'
  skills/tools/skill-management/skill-governance/scripts/validate_skill_contracts.sh --file skills/workflows/qa/browser-qa/SKILL.md --file skills/tools/browser/evidence/web-qa/SKILL.md --file skills/workflows/plan/execute-from-plan/SKILL.md --file skills/workflows/plan/create-plan/SKILL.md --file skills/automation/ci/gh-fix-ci/SKILL.md --file skills/automation/release/release-workflow/SKILL.md --file skills/workflows/issue/issue-follow-up/SKILL.md
  scripts/check.sh --docs
  scripts/check.sh --markdown
  scripts/check.sh --tests -- tests/test_codex_hooks.py::TestSessionStartHealthcheckHook::test_reports_missing_baseline_once_per_day
  scripts/check.sh --pre-commit
  ```

- Blocked by: none.
- Next: whole plan complete; ready for review or commit.

### 2026-05-18 23:59 CST

- Read: gstack retained report template at
  `out/projects/graysurf__agent-kit/20260517-142040-gstack-analysis/gstack/qa/templates/qa-report-template.md`.
- Changed: amended the plan/source with Task 2.4, added
  `skills/workflows/qa/browser-qa/assets/templates/qa-report-template.md`, linked the
  template from `browser-qa`, updated the tooling index, and added template
  assertions.
- Validated:

  ```bash
  scripts/check.sh --tests -- -k browser_qa
  scripts/check.sh --markdown
  scripts/check.sh --docs
  ```

- Blocked by: none.
- Next: run final pre-commit gate on the amended plan and template changes.

### 2026-05-19 00:00 CST

- Read: final validation output.
- Changed: recorded final validation evidence for the amended report template
  work.
- Validated:

  ```bash
  scripts/check.sh --pre-commit
  ```

- Blocked by: none.
- Next: whole amended plan complete; ready for review or commit.
