# Whole Plan Default Execution Execution State

## Current State

- Status: complete
- Target scope: whole plan
- Execution window: whole plan
- Staged execution confirmation: not applicable
- Current task: complete
- Next task: none
- Last updated: 2026-05-18 20:04 CST
- Branch/commit: not recorded
- Source document: `docs/plans/whole-plan-default-execution/whole-plan-default-execution-plan.md`
- Direct source-doc execution waiver: `not applicable`

## Task Ledger

| ID | Status | Task | Evidence | Notes |
| --- | --- | --- | --- | --- |
| Task 1.1 | done | Reconcile current worktree overlap | `git status --short`; focused diffs | Existing dirty changes overlap but are compatible with this plan. |
| Task 1.2 | done | Update shared workflow role wording | `scripts/check.sh --tests -- -k plan_workflow_lifecycle_docs` | README now distinguishes target scope from execution window. |
| Task 1.3 | done | Make `execute-from-plan` whole-plan by default | `scripts/check.sh --tests -- -k execute_from_plan` | Sequential executor now defaults to whole-plan target scope. |
| Task 1.4 | done | Extend execution-state template fields | `scripts/check.sh --tests -- -k execute_from_plan` | Template now includes target scope, execution window, and staged confirmation. |
| Task 2.1 | done | Reconcile current parallel skill test coverage | `rg -n ...`; focused test file updated | Existing focused test path was present and expanded. |
| Task 2.2 | done | Update `execute-plan-parallel` default scope | `scripts/check.sh --tests -- -k execute_plan_parallel` | No-selector behavior now means whole-plan target scope. |
| Task 2.3 | done | Add suitability assessment and staged confirmation | `scripts/check.sh --tests -- -k execute_plan_parallel` | Parallel skill now requires whole-plan suitability assessment before narrowing. |
| Task 3.1 | done | Run focused validation | focused test and markdown commands | Plan lint, markdown, and focused tests passed. |
| Task 3.2 | done | Run final repository gate and update execution state | `scripts/check.sh --all` | Full gate passed after cleaning generated smoke fixture output. |

## Validation

| Command | Status | Summary | Artifact |
| --- | --- | --- | --- |
| `agent-docs --docs-home "$AGENT_HOME" resolve --context startup --strict --format checklist` | pass | Required startup docs present. | terminal |
| `agent-docs --docs-home "$AGENT_HOME" resolve --context project-dev --strict --format checklist` | pass | Required project development docs present. | terminal |
| `agent-docs --docs-home "$AGENT_HOME" resolve --context skill-dev --strict --format checklist` | pass | Required skill development docs present. | terminal |
| `scripts/check.sh --tests -- -k execute_from_plan` | pass | 6 selected tests passed. | terminal |
| `scripts/check.sh --tests -- -k plan_workflow_lifecycle_docs` | pass | 3 selected tests passed. | terminal |
| `scripts/check.sh --tests -- -k execute_plan_parallel` | pass | 5 selected tests passed. | terminal |
| `scripts/check.sh --tests -- -k "execute_from_plan or execute_plan_parallel or plan_workflow_lifecycle_docs"` | pass | 14 selected tests passed. | terminal |
| `plan-tooling validate --file docs/plans/whole-plan-default-execution/whole-plan-default-execution-plan.md` | pass | Plan validates. | terminal |
| `scripts/check.sh --markdown` | pass | Markdown lint passed. | terminal |
| `scripts/check.sh --all` | pass | Full gate passed: 773 tests passed after lint, docs, semgrep, and audit checks. | terminal |

## Blockers

- None.

## Session Log

### 2026-05-18 19:55 CST

- Read: plan, discussion source, current skill docs, focused tests, worktree diff.
- Changed: created this execution-state document.
- Validated: `agent-docs` startup, project-dev, and skill-dev strict resolves.
- Blocked by: none.
- Next: update sequential execution contract and tests.

### 2026-05-18 20:04 CST

- Read: focused diffs, setup-macos smoke stderr/stdout after first full-gate failure.
- Changed: `execute-from-plan`, `execute-plan-parallel`, plan workflow README,
  focused tests, execution-state document.
- Validated: focused tests, plan lint, markdown lint, and `scripts/check.sh --all`.
- Blocked by: none. The first full-gate run failed because generated smoke
  fixture output under `out/tests/script-smoke/setup-macos` contained a stale
  dirty clone; that ignored generated directory was removed and the full gate
  then passed.
- Next: none.
